# 2025-11-24 Vac weekly
Vac 2025/11/24 § highlights § QA: Status-go wallet gated community test is close to completion with multiple related issues triaged. QA: Nim-libp2p QA reduced QUIC flakiness and refreshed the QUIC test plan scope.

- - Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- - Waku RLN Relay
- ACZ Roadmap Preview
- - - - - - - proxy-re-encryption
        - - Nescience ZK Consulting
      - - init
  - - - Status RLN Usage
  - - Light RLN Verifiers
  - RLN Doc and Outreach
- RLN Light Clients
- - Multi Epoch Constraints
- RLN relay ERC20
- RLN v2 E2E integration
- RLN v2 Waku Relay Integration
- RLNP2P Waku Pruduction Readiness Details
- Waku RLN Membership Management Details
- Waku RLN-RELAY Enhancements 02
- Waku RLN-RELAY Enhancements Details
- - - Secure Channels - fully decentralized design
  - Secure Channels - MLS design
- Secure Channels - MLS PoC
- Secure Channels - PoC of fully decentralized protocol
- - Stealth Address Kit Maintenance
- Stealth Address Kit Research
- - - Productionize Tor Push in Nimbus
- - - maintenance
  - Zerokit v0.4 Release Details
- Zerokit v0.5 Release
- Zerokit v0.6 Release
- - - - Gossipsub Anonymity Layer
- - - Carnot Paper
- - - Reviews
- - - Gossipsub Improvements Paper
  - Gossipsub Simulation
- Unstructured P2P Improvements Survey
- - - Tor Push Paper
  - Tor Push PoC
- Tor Push Related Work
- - - Codex Deep Research ZK consulting
  - Storage Proofs: Open Problems Review
- - - - Blockchain Security in Crypto-economic Models
    - Carnot 2/3 Vote aggregation
  - Carnot Bribary Article
- Carnot Paper 02
- Detecting Reporting Attacks Carnot
- Inter Chain Protocol
- Multi-Leader and Multi-Overlay Carnot
- Network Privacy Stack - Stakeholder Privacy
- - - validator-privacy
- - mix-net-solution
- priv-validator-network
- tor-push-rln
- - - - Testnet
  - - Mixnet
- - Ongoing testing of specific monthly libp2p releases
- - 10k Node Cluster
- Midscale
- - - Bundle Simulation Data
- - - Deployer Tool
  - Visualiser Tool
- - - CI Integration
- - Rlog: Wakurtosis Retrospective
- Wakurtosis Maintenance
- - Techreport
- Techreport_02
- Wakurtosis Features
- - - - Control Messages
  - - Refactoring
- - - Basic Shadow Simulation
  - Shadow Gossipsub Analysis
- - Shadow Waku Relay Analysis
- - - Carnot 2-3rds Vote Aggregation Python Implementation
- - Simulation Analysis
- - - Rlog: Wakurtosis Retrospective
  - Wakurtosis Rlog
- - Gossipsub Topology Analysis
- - 2023-aug
- - - - Benchmarks
    - Research Existing Proofsystems
- - - State Separation Architecture 01
  - State Separation Architecture 02
- - - VM Ecosystem
  - VM Foundations
- - - - chronos-maintainance
- - - compiler
  - editor
- lsp
- nim-suggest
- nimble
- - - - Libchronos Maintenance
- - - Gossipsub DDoS Mitigation
  - Gossipsub Improvements EIP 4844
- Gossipsub Stagger Send
- Libp2p Maintenance
- WebRTC Transport
- - - - Test Automation Codex Discovery
  - - Test Automation cryptarchia
  - Test Automation Data Availability
- - Test Automation nim-libp2p
- Test Automation nim-tooling
- - Interop Testing
- Interop Testing Part 2
- Maintenance go-waku
- Maintenance js-waku
- Maintenance nwaku
- Status-go CLI Testing
- Status-go CLI Testing 2
- Test Automation go-waku
- Test Automation js-waku
- Test Automation nwaku
- Test Automation RLN
- Test Automation Sharding
- Test Plan RLN
- Test Plan Sharding
- Test Plans
- WebSockets Stress Testing
- - - - specs-init
  - - carnot-specification
  - carnot-threat-model-informational
- carnot-vote-2-3rds-vote-aggregation-specification
- inter-chain-protocol-specification
- multi-leader-and-multi-overlay-carnot-specification
- specs-init
- - Port Status Specs
- - rfc-index
- rfc-process-update
- - core-rfc-updates
- Waku Keystore
- - - - Contracts Formal Verification
    - Review Codex Contracts
- - Access Control Safe Support
- - Community Contracts CollectibleV1 Batch transaction Extension
- Community Contracts Deployer
- Community Contracts ERC20
- Community Contracts ERC721
- Community Contracts Maintenance
- Community Contracts Token Import
- Community Curation dapp Contracts
- Community Vaults - Token Airdrop
- ENS Usernames contracts maintenance
- Governance Contract MVP
- MiniMe Token Enhancements
- MiniMe Token Maintenance
- SNT Optimism Bridge
- Status Staking Contract Maintenance Details
- Status Staking Contract MVP
- Status Staking Contract V1
- Status Swap Aggregator
- - Secureum Upskilling
- Vac RLN Contract Support Details
- - - - Analysis of the Codex Token
    - Codex Bandwidth Incentives
  - Codex Contract Default
- Codex Contract Finalization
- Codex Contract Initiation
- Codex Contract Matching
- Codex Economic Analysis
- Codex Fee Mechanism
- Codex Insurance Mechanism Analysis
- Codex Lender Analysis
- Codex Proof Aggregators
- Codex Recovery Auction
- Codex Slot Repair
- Codex Tax System
- Codex Testnet Incentives
- - Finance Real Option Models
- Financial Growth Models
- - Cryptarchia Wealth Concentration Estimated Stake
- Cryptarchia Wealth Concentration Known Stake
- Nomos Delegation Research
- Nomos Economic Analysis
- Nomos Enshrined Delegation
- Nomos Mixnet Incentives
- Nomos Non Private L2 Consensus
- Nomos Penalizable Actions
- Nomos Rewarded Actions
- Nomos Shared Liquidity
- Nomos Supply Policy
- Nomos TDC Objectives
- Nomos Transaction Fee
- Nomos Validator Rewards
- Nomos Validator Rewards
- Nomos Whitepaper
- - Incentivize Status Communitities
- SNT Governance Proposal
- SNT Litepaper
- SNT Staking
- Status L2 deployment
- Waku Sharding
- - Waku Economic Analysis
- Waku General Incentives
- Waku RLN Attacks Vectors
- Waku RLN Membership
- Waku RLN Risks
- Waku Store Incentives
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- - - Finance Wallet monitoring
  - Improve Finance Reporting
- - Comms Discord Statistics
- IFT Finance Reporting
- IFT Weekly News Website
- Program Overview Dashboard
- Smart Contract Monitoring
- Townhall helper
- Townhall transcript
- VAC Website Contributors
- X Space Analytics
- - Github Monitoring
- Logos Circle Event Dashboard
- Logos Circle Monitoring
- Logos Public RAG
- Logos Winnable Stories extractions
- - RAG Context
- RAG Embedding and Context
- RAG Evaluation mechanism
- RAG MCP Integration
- - Status Social Pipeline
- BI Roadmap Preview
- - - Anoncomms Evaluation
- - Blockchain Evaluation
- - Codex Base Capacity
- Codex Base Capacity
- Codex Comparison
- Codex Comparison
- Codex Evaluation
- - DST Conduit
- DST Conduit
- DST Conduit
- DST Lab
- DST Lab
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Tooling
- DST Tooling
- DST Tooling
- DST Tooling
- Libp2p Evaluation
- Scaling think tank
- Scaling think tank
- VacLab
- VacLab
- VacLab
- Visualiser Tool
- - Logos-core Evaluation
- - Messaging Evaluation
- Messaging Scaling
- - Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- - Status chat protocol benchmarks
- Status evaluation
- Status evaluation
- Status-go chat protocol benchmarks
- Status-go chat protocol benchmarks
- - Storage Evaluation
- - Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- - Theoretical Analysis
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Tooling
- Waku Tooling
- DST Roadmap Preview
- - 2024-10 Vac monthly
- 2024-11 Vac monthly
- 2024-12 Vac monthly
- 2025-01 Vac monthly
- 2025-02 Vac monthly
- 2025-03 Vac monthly
- 2025-04 Vac monthly
- 2025-05 Vac monthly
- 2025-06 Vac monthly
- 2025-07 Vac monthly
- 2025-08 Vac monthly
- 2025-09 Vac monthly
- 2025-10 Vac monthly
- 2025-11 Vac monthly
- 2025-12 Vac monthly
- - - 2024q4 Nimble
  - 2025q1 Nim IDE tooling
- 2025q1 Nimble
- 2025q2 Nim IDE tooling
- 2025q2 Nimble
- 2025q3 Nim Core Libraries
- 2025q3 Nim IDE tooling
- 2025q3 Nimble
- 2025q4 Nim Core Libraries
- 2025q4 Nim IDE tooling
- 2025q4 Nimble
- 2026q1 Nim Core Libraries
- 2026q1 Nimble
- Nim IDE Tooling 2024Q4
- - Logos Storage Nimble Integration
- Messaging Nimble Integration
- - Nimbus Nimble Integration
- Nimbus Nimble Integration
- - Waku Nimble Integration
- Nim Roadmap Preview
- - - ACZ Consulting
  - ACZ Consulting
- ACZ Consulting
- - AutoNAT v2
- GossipSub Extensions and Partial Messages
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- Kademlia DHT
- Kademlia DHT
- Kademlia DHT
- nim-libp2p Auto TLS
- nim-libp2p c-bindings
- nim-libp2p c-bindings
- nim-libp2p Connection Management
- nim-libp2p IPv6 support
- nim-libp2p logos-core
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p Mix
- Nim-libp2p Mix
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Wrapping ngtcp2
- Quic Stabilization and removal of runtime dependencies
- - nim-libp2p Test Coverage
- nim-libp2p Test Coverage
- P2P Roadmap Preview
- - - Anoncomms testing
- - Codex Integration Testing
- - Nim Libp2p Testing
- Projects QA Strategy
- Projects QA Strategy
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Waku Project - Core Protocols
- - Keycard Testing
- Keycard Testing
- Keycard Testing
- - Logos Core QA
- - Messaging Testing
- - Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- - Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status QA
- Status QA Desktop
- Status QA Desktop
- Status QA Desktop
- Status QA Documentation
- Status QA Mobile
- Status QA Mobile
- Status QA Mobile
- - Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- - Chat SDK Testing
- Direct Message Reliability Testing
- Messaging API Testing
- RLN Smart Contract Testing
- RLN Smart Contract Testing
- Status Go Functional Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing (extended)
- Waku Testing
- waku-go-bindings Testing
- waku-go-bindings-testing Testing Framework
- Waku-sync Integration Testing
- Waku-sync Testing
- QA Roadmap Preview
- - - RFC Iteration
- - RFC Iteration
- - Marketplace and Client 2024q4
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - Integration with QA
- Integration with QA
- Integration with QA
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- - RFC Iteration
- - RFC Iteration
- - RFC Iteration
- RFC Iteration
- - Data Availability Raw RFC
- Data Availability Raw RFCs
- Data Availability Raw RFCs
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Iteration
- Status Specs to RFC-Index Migration
- - RFC Iteration
- - 2024q4 RFC Iteration
- Migration of PoC Waku RFCs to the rfc-index
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Roadmap Preview
- - - MLS Smart Contracts Consulting
- - ghost.fun Protocol Review
- - Codex Vault Integration
- Formal Verification (Part 1)
- Formal Verification (Part 2)
- - EIP Discussions
- Formal Verification Tools Research
- Security Audits
- Security Audits
- Security Audits
- Security Audits
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- - Risc0 Upskilling
- - Base Chain Integration
- Comunities Contracts on Status Network testnet
- Karma RLN
- Maintainin existing Status smart contracts
- Maintainin existing Status smart contracts
- Staking Protocol (v1)
- Staking Protocol Documentation
- Staking Protocol Refinement
- Status Network Native Bridge Yield Bearing Module
- Status Network Native Dex
- Status Smart Contracts Consulting
- Status Smart Contracts Consulting
- XP NFT (v1)
- XP Token (v1)
- - Maintaining existing Status Network L2 smart contracts
- New Karma Requirements for SN L2
- SN L2 Bridge DAI Yield Management
- SN L2 Bridge ETH Yield Management
- Status Network Karma Enhancements
- Status Network L2 Audit Preparation
- Status Network L2 Pre-Audit Protocol Enhancements
- SC Roadmap Preview
- - - Demos
  - Logos Contributions Portal
- Logos Core
- Logos Marketing Campaign Narratives & Brand Testing
- Logos Website
- Logos Website
- Newsletter
- Parallel Society Festival Website
- Qaku App
- Web Maintenance & Support
- Web Maintenance & Support
- - Keycard Website
- Keycard Website
- - Contribute Portal
- Logos Forum
- Logos Website
- - Community Curation
- SN Hub
- SN Hub
- SN Hub
- SN Website
- SN Website
- Status App
- Status App
- Status Wallet Extension
- Status Wallet Extension
- Status Website
- Status Website
- Status Website
- Web Roadmap Preview
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- 2024-09-30 Vac weekly
- 2024-10-07 Vac weekly
- 2024-10-14 Vac weekly
- 2024-10-21 Vac weekly
- 2024-10-28 Vac weekly
- 2024-11-04 Vac weekly
- 2024-11-11 Vac weekly
- 2024-11-18 Vac weekly
- 2024-11-25 Vac weekly
- 2024-12-02 Vac weekly
- 2024-12-09 Vac weekly
- 2024-12-16 Vac weekly
- 2024-12-23 Vac weekly
- 2024-12-30 Vac weekly
- 2025-01-06 Vac weekly
- 2025-01-13 Vac weekly
- 2025-01-20 Vac weekly
- 2025-01-27 Vac weekly
- 2025-02-03 Vac weekly
- 2025-02-10 Vac weekly
- 2025-02-17 Vac weekly
- 2025-02-24 Vac weekly
- 2025-03-03 Vac weekly
- 2025-03-10 Vac weekly
- 2025-03-17 Vac weekly
- 2025-03-24 Vac weekly
- 2025-03-31 Vac weekly
- 2025-04-07 Vac weekly
- 2025-04-14 Vac weekly
- 2025-04-21 Vac weekly
- 2025-04-28 Vac weekly
- 2025-05-05 Vac weekly
- 2025-05-12 Vac weekly
- 2025-05-19 Vac weekly
- 2025-05-26 Vac weekly
- 2025-06-02 Vac weekly
- 2025-06-09 Vac weekly
- 2025-06-16 Vac weekly
- 2025-06-23 Vac weekly
- 2025-06-30 Vac weekly
- 2025-07-07 Vac weekly
- 2025-07-14 Vac weekly
- 2025-07-21 Vac weekly
- 2025-07-28 Vac weekly
- 2025-08-04 Vac weekly
- 2025-08-11 Vac weekly
- 2025-08-18 Vac weekly
- 2025-08-25 Vac weekly
- 2025-09-01 Vac weekly
- 2025-09-08 Vac weekly
- 2025-09-15 Vac weekly
- 2025-09-22 Vac weekly
- 2025-09-29 Vac weekly
- 2025-10-06 Vac weekly
- 2025-10-13 Vac weekly
- 2025-10-20 Vac weekly
- 2025-10-27 Vac weekly
- 2025-11-03 Vac weekly
- 2025-11-10 Vac weekly
- 2025-11-17 Vac weekly
- 2025-11-24 Vac weekly
- 2025-12-01 Vac weekly
- 2025-12-08 Vac weekly
- 2025-12-15 Vac weekly
- 2025-12-22 Vac weekly
- 2025-12-29 Vac weekly
- 2026-01-05 Vac weekly
- Website Terms of Use
- What's in a Milestone

# 2025-11-24 Vac weekly

Nov 24, 2025, 8 min read

- #vac-updates

## Vac 2025/11/24 §

### highlights §

- QA: Status-go wallet gated community test is close to completion with multiple related issues triaged.
- QA: Nim-libp2p QA reduced QUIC flakiness and refreshed the QUIC test plan scope.
- QA: Desktop QA maintained release coverage and added app load-time measurements.
- QA: Mobile QA progressed desktop test porting and continued mobile release checks.
- QA: Waku interop admin tests were fixed upstream.
- DST: LSQUIC regression analysis compared five commits, covering leaks, latency, and connection behaviour.
- DST: TWN RLN scaling uncovered gas and rate-limit mismatches during Anvil testing.
- DST: Status chat benchmarks resolved bootstrap blocking but still struggle to discover filter-enabled relays.
- DST: Deployment refactor PRs for 10ksim merged and spawned a follow-up feature list.
- DST: Browser bootstrapping tests updated Waku deps and Kubernetes config while tackling random disconnects.
- DST: nwaku v0.37 regression tests progressed alongside merged Rust test node support.
- Nim: Nimble download pipeline now uses releases.json and thread-safe async helpers for cloning and fetching.
- Nim: Parallel Nimble builds advanced with CI race condition fixes.
- Nim: Confutils added results.Opt support, improved help output, and option flattening.
- Nim: New `nim-intops` library delivers overflow/carry/saturating arithmetic with tests and README.
- P2P: LSQUIC leak fix and send-loop stabilizations landed alongside muxer handling tweaks.
- P2P: QUIC Nimbus integration kicked off.
- P2P: Kad DHT gained client mode, bootstrap refinements, and interop coverage.
- P2P: Maintainer tooling added RNG singleton tests while C bindings work resumes.
- P2P: Travel and illness reduced capacity for part of the team.
- TKE: Devconnect participation wrapped; follow-ups with ecodev and leadership pending.
- TKE: Iterating on finance feedback for price prediction modelling.
- TKE: Syncing Karma incentives and Logos token sale plans post-event.
- TKE: Exploring attestations as a potential Logos product and optimal control research.
- SC: Team resumed after Devconnect with RISC0 upskilling focus.
- SC: Cyfrin audit partnership finalized to support Status L2.
- SC: Status L2 contract maintenance planning underway with auditors.
- ACZ: DE-MLS hashgraph extraction continues toward a standalone library and API.
- ACZ: Zerokit wasm FFI rework under active review, with memory and example fixes merged.
- ACZ: RLN shared database PR received cross-review and follow-up discussions.
- ACZ: Discovery registrar/spec work added thread safety, signature verification, and integration tests.
- ACZ: NSSA consulting supported AMM testing and NFT approach reviews.
- ACZ: RLN Status L2 maintenance tracked alloy issue follow-ups.
- RFC: Community history RFC drafted and opened for review.
- RFC: Block exchange RFC merged with a follow-up improvement PR in flight.
- RFC: Blend protocol draft prepared for ongoing review.
- RFC: Slot builder RFC queued for completeness updates.
- RFC: opChan RFC initial drafting underway.
- Security: Web3 security essentials expanded with new checklists.
- Security: Secure signing environment tested across Keystone USB passthrough and QR signing.
- Security: Endpoint security evaluated Falcon and Bitdefender with malware simulation planned.
- Security: Status Desktop design reviews deepened around message signing, IPC, and dependency hygiene.
- Security: Incident response advanced correlation for Status-352 and rotated secrets verification.
- Security: Admin automation extended GitHub/Notion audits and finance sync logic.
- Web: SN Hub MVP release PR opened with TVL overview requests underway.
- Web: Cloudinary cost reductions delivered via asset optimizations and firewall controls.
- Web: Logos site enhancements shipped role-aware email forms and spaces calendar PoC with tracking.
- Web: Status wallet extension wired to market and ETH RPC proxies, updating privacy policy accordingly.
- Web: Waku dependency updates progressed across status-web and community-dapp.
- Web: Maintenance covered Cloudinary contract updates and admin tooling cleanup.
- Infra: Team was at Devconnect; limited updates shared.
- BI: Entire team onsite at Devconnect; started Superset analytics dashboard and Discord data extraction.
- Nescience: Drafted a self-contained voting program and merged wallet UX fixes while AMM testing continues.

### vac:qa: §

- `vac:qa:waku:2025q4-waku-testing:maintenance`
  - Fixed admin tests via PR 140.
- `status:2025q4-status-go-functional-testing:wallet`
  - Advanced token-gated communities test and triaged admin role, stopMessenger, and fake token address issues.
- `vac:2025q4-nim-libp2p-testing:flaky-tests`
  - Stabilised autotls, mix, transport certificate generation, and rng singleton tests across PRs 1905, 1896, 1894.
- `vac:2025q4-nim-libp2p-testing:test-plans`
  - Updated the QUIC plan to focus on nim-libp2p coverage.
- `vac:qa:status:2025q4-status-qa-desktop:maintenance`
  - Restored custom derivation path handling, improved Qt minimize usage, and investigated CI failures.
- `vac:qa:status:2025q4-status-qa-desktop:release-testing`
  - Monitored Korean translation breakage and quit-app regression.
- `vac:qa:status:2025q4-status-qa-desktop:app-load-time`
  - Added swap modal measurement tracking in PR 19333.
- `vac:qa:status:2025q4-status-qa-mobile:port-tests`
  - Continued 1x1 chat porting and added accessibility IDs.
- `vac:qa:status:2025q4-status-qa-mobile:release-testing`
  - Investigated Android 14 account creation failure.

### vac:dst: §

- `vac:dst:vac:2025q4-libp2p-evaluation:regression-testing`
  - Analyzed five new lsquic commits for leaks, latency, and connection/stream behaviour; coordinated with P2P and documented findings.
- `vac:dst:waku:2025q4-waku-scaling:twn-supports-rln-tree`
  - Mitigated gas issues with `--disable-min-priority-fee` and identified contract ratelimit mismatch against Sepolia values.
- `vac:dst:status:2025q4-status-evaluation:chat-protocol-benchmarks-followup`
  - Fixed bootstrap blocking for light nodes; remaining issue is discovering relay nodes offering filter.
- `vac:dst:ift:2025q4-dst-tooling:complete-deployment-refactor`
  - Merged PRs 172 and 173 to generalize deployment classes and add regression builders; captured follow-up feature list.
- `vac:dst:waku:2025q4-waku-scaling:optimise-browser-bootstrapping`
  - Updated js-waku dependencies, fixed Kubernetes disconnects, and drafted PR 170 while experimenting with random disconnects.
- `vac:dst:waku:2025q4-waku-evaluation:regression-testing`
  - Continued nwaku v0.37 performance comparisons and bandwidth analysis.
- `vac:dst:ift:2025q4-dst-tooling:general-tooling`
  - Updated nim-libp2p test node for mix protocol and expanded latency analysis scripts; ran mixed-node shadow experiments.
- `vac:dst:vac:2025q4-libp2p-evaluation:rust-libp2p-node`
  - Merged the Rust test node PR for harness integration.
- `vac:dst:waku:2025q4-waku-scaling:optimise-browser-bootstrapping`
  - Identified js-waku client logging gaps blocking richer diagnostics.

### vac:nim: §

- `vac:nim:ift:2025q4-nimble:nimble-1.0.0`
  - Hardened package download path with async git/tarball operations and thread-safety refactors; switched binaries source to releases.json; progressed parallel builds with CI race fixes.
- `vac:nim:ift:2025q4-nim-core-libs:command-line-parsers`
  - Added results.Opt support, multiple help output fixes, and option flattening across confutils/toml serialization PRs.
- `vac:nim:ift:2025q4-nim-core-libs:cpu-integer-library`
  - Created `nim-intops` repo with overflow/carry/saturating add/sub, widening mul, tests, and initial docs; completed onboarding material.

### vac:p2p: §

- `vac:p2p:ift:2025q4-nimlibp2p-quic:stabilization`
  - Fixed readInto leak in PR 23; merged send loop optimizations, muxer handling, and ManyQueue/test splits across PRs 21, 19, 1885, 13, 12, 16, 15, 17.
- `vac:p2p:ift:2025q4-nimlibp2p-quic:nimbus`
  - Began QUIC integration work for Nimbus.
- `vac:p2p:ift:2025q4-nimlibp2p-maintenance:maintenance`
  - Added RNG singleton test coverage in PR 1895.
- `vac:p2p:ift:2025q4-nimlibp2p-cbindings:core`
  - Devconnect presentation and roadmap discussions set up next steps.
- `vac:p2p:ift:2025q4-nimlibp2p-kad-dht:interop`
  - Added bootstrap on switch start, client mode support, and interop tests via PRs 1906, 1908, 1903, 1907, 1902.
- `vac:p2p:ift:2025q4-nimlibp2p-kad-dht:discovery`
  - Removed unused discovery interface and aligned expectations with Waku.
- `admin/misc`
  - Devconnect attendance and roadmap presentation.

### vac:tke: §

- `admin`
  - Devconnect attendance and 5 CC days off.

### vac:sc: §

- `admin/misc`
  - Devconnect attendance and audit partner setup.
- `vac:sc:logos:2025q4-risc0-upskilling`
  - RISC0 learning and experimentation.

### vac:acz: §

- `vac:acz:ift:2025q4-de-mls-tesnet:de-mls-maintaining`
  - Continued separating hashgraph consensus into its own library.
- `vac:acz:ift:2025q4-zerokit:wasm-ffi-rework`
  - Reviewed PR 352, merged rln-wasm-utils, fixed Node.js example, and addressed review comments.
- `vac:acz:ift:2025q4-zerokit:public-api-rework`
  - Reworked RLN structures for FFI/wasm, unified proof types, and updated serialization utilities.
- `vac:acz:ift:2025q4-zerokit:zerokit-maintaining`
  - Merged memory leak fixes in PR 354 and reviewed wasm FFI changes.
- `vac:acz:ift:2025q4-rln-status-l2:shared-db`
  - Reviewed private repo changes and coordinated follow-ups for the monorepo PR.
- `vac:acz:ift:2025q4-rln-status-l2:maintaining`
  - Followed up on Alloy issue 2744.
- `vac:acz:ift:2025q4-discovery:draft-rfc`
  - Reviewed discovery PoC PR 1 and RFC PR 212.
- `vac:acz:ift:2025q4-discovery:registrar-module`
  - Added synchronization and signature verification in the PoC.
- `vac:acz:ift:2025q4-discovery:logos-disc-specs`
  - Addressed review comments on the Logos discovery specs.
- `vac:acz:ift:2025q4-discovery:integration-validation`
  - Added integration tests and configurable parameters for large-scale runs.
- `vac:acz:nes:2025q4-nescience-consulting:simple-amm`
  - Progressed PR 152 with AMM state-level tests.
- `vac:acz:nes:2025q4-nescience-consulting:nfts`
  - Reviewed Solana-inspired NFT approach for NSSAv0.2.
- `vac:acz:nes:2025q4-nescience-consulting:light-users`
  - Reviewed light user design doc.
- `admin/misc`
  - OOO: 4 CC days.

### vac:rfc: §

- `vac:rfc:codex:2025q4-rfc-iteration:community-history`
  - Opened first draft in PR 214.
- `vac:rfc:ift:2025q4-rfc-index-maintenance:maintenance`
  - Responded to open reviews.
- `vac:rfc:waku:2025q4-rfc-iteration:opchan`
  - Started drafting.
- `vac:rfc:codex:2025q4-rfc-iteration:block-exchange`
  - Merged initial version (PR 211) and opened improvements in PR 215.
- `vac:rfc:nomos:2025q4-rfc-iteration:blend-protocol`
  - Drafted the blend protocol in PR 213.
- `admin/misc`
  - Q1 2026 commitments drafting paused while focusing on RFCs.

### vac:sec: §

- `vac:sec:ift:2025q4-awareness-program:web3-security-essentials`
  - Added new defi, development, and job search checklists.
- `vac:sec:ift:2025q4-secure-signing-env-deployment:build-a-secure-vm-for signing`
  - Tested Keystone USB passthrough and QR signing flows.
- `vac:sec:ift:2025q4-secure-signing-environment:endpoint-security-evaluation`
  - Completed Falcon trial and deployed Bitdefender on test devices.
- `vac:sec:ift:2025q4-cicd-security-review:status-design-reviews`
  - Reviewed Desktop/Wallet signing flows, SBOM diffs, and access lists across security tools.
- `vac:sec:ift:2025q4-vulma-and-ir:incidents`
  - Investigated Status-352 via Jenkins config checks and built credential misuse correlation queries.
- `vac:sec:ift:2025q4-vulma-and-ir:remediation-tracking`
  - Revalidated CodeQL scans and patched npm/network CVEs with retesting.
- `vac:sec:ift:2025q4-finance-automation-enhancements`
  - Enhanced bank data synchronization.
- `vac:sec:ift:2025q4-iam-operations:admin-audit`
  - Tested GitHub admin/member checks and Notion webhook-driven admin actions.
- `vac:sec:ift:2025q4-Create hierarchy boards in Miro`
  - Tested consolidated frame logic and new board generation.
- `vac:sec:ift:2025q4-Migrate Sec workflows to n8n Sec Cloud`
  - Fixed Notion credential and Google API issues.
- `admin/misc`
  - Drafted 2026Q1 commitments and tasks.

### vac:web: §

- `vac:web:status:2025q4-sn-hub`
  - Prepared MVP release (PR 827) and requested TVL overview integration.
- `vac:web:ift:2025q4-maintenance:maintenance`
  - Adjusted Cloudinary contract plan; reviewed staking page skeleton; updated Waku dependencies (status-web PR 847, community-dapp PR 118); proposed Logos role collection (PR 10) and removed Status admin tool (PR 859); added search to SpacesTable (PR 24); investigated status.app `/c[slug]` Waku data fetch issue; reviewed Cloudinary usage reduction PR 858.
- `admin/misc`
  - OOO: 1 CC day; led reviews.
- `vac:web:status:2025q4-status-wallet-extension:price-proxy`
  - Unblocked tasks via PR 860 and progressed price proxy implementation replacing Cryptocompare/Infura with market and ETH RPC proxies; updated privacy policy PR 21.
- `vac:web:status:2025q4-status-website:maintenance`
  - Reduced Cloudinary usage by optimizing assets, removing unused media, and adding firewall rules; analyzed traffic/bandwidth.
- `vac:web:ift:2025q4-logos-website:layout`
  - Added role selection and Umami tracking for email forms; delivered spaces calendar PoC and responsive updates.
- `vac:web:ift:2025q4-logos-website:components`
  - Added button subtext field via PR 11.

### vac:infra: §

- `admin/misc`
  - Devconnect attendance.

### vac:bi: §

- `admin/misc`
  - Devconnect participation.
- `vac:bi:ift:2025q4-comms-discord-stats`
  - Extracted Discord data for Keycard.
- `vac:bi:ift:2025q4-vac-website`
  - Began website analytics dashboard in Superset.
- `vac:bi:rag:2025q4-rag-context`
  - Explored Open RAG options for Logos with Corey.

### vac:nescience: §

- `other`
  - Planning calls, docs review, and onboarding tasks.
- `state-separation-architecture-poc:voting`
  - Drafted a simplified self-contained voting program.
- `state-separation-architecture-poc:ux-wallet`
  - Merged PRs 147 and 148; continued wallet improvements.
- `state-separation-architecture-poc:issues`
  - Opened PR 166 for borsh derivation changes.
- `state-separation-architecture-poc:seed-recovery`
  - Resolved threads on PR 149.
- `vac:nes:2025q4:state-separation-architecture-poc:privacy-tail-calls`
  - Implemented privacy-preserving tail calls in PR 151.
- `vac:nes:2025q4:state-separation-architecture-poc:multi-chain-calls`
  - Fixed tail-call account dropping bug in PR 161.
- `vac:nes:2025q4:state-separation-architecture-poc:pda-public-accounts`
  - Planned PDA public account work.
- `vac:acz:nes:2025q4-nescience-consulting:simple-amm`
  - Continued PR 152 with AMM state-level tests.
- `vac:acz:nes:2025q4-nescience-consulting:nfts`
  - Investigated Solana NFT model and proposed simplified NSSA approach.
- `vac:acz:nes:2025q4-nescience-consulting:light-users`
  - Reviewed light users document.