# de-MLS Multi Admin
involves finalizing the de-MLS RFC with multi-admin support, implementing by extending the single admin approach with on-chain admin consensus, and also submitting to the EF grant program with a messaging application project that introduces decentralization, censorship resistance, and DAO coordination, or DeFi alerts.

- - Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- - Waku RLN Relay
- ACZ Roadmap Preview
- - - - - - - proxy-re-encryption
        - - Nescience ZK Consulting
      - - init
  - - - Status RLN Usage
  - - Light RLN Verifiers
  - RLN Doc and Outreach
- RLN Light Clients
- - Multi Epoch Constraints
- RLN relay ERC20
- RLN v2 E2E integration
- RLN v2 Waku Relay Integration
- RLNP2P Waku Pruduction Readiness Details
- Waku RLN Membership Management Details
- Waku RLN-RELAY Enhancements 02
- Waku RLN-RELAY Enhancements Details
- - - Secure Channels - fully decentralized design
  - Secure Channels - MLS design
- Secure Channels - MLS PoC
- Secure Channels - PoC of fully decentralized protocol
- - Stealth Address Kit Maintenance
- Stealth Address Kit Research
- - - Productionize Tor Push in Nimbus
- - - maintenance
  - Zerokit v0.4 Release Details
- Zerokit v0.5 Release
- Zerokit v0.6 Release
- - - - Gossipsub Anonymity Layer
- - - Carnot Paper
- - - Reviews
- - - Gossipsub Improvements Paper
  - Gossipsub Simulation
- Unstructured P2P Improvements Survey
- - - Tor Push Paper
  - Tor Push PoC
- Tor Push Related Work
- - - Codex Deep Research ZK consulting
  - Storage Proofs: Open Problems Review
- - - - Blockchain Security in Crypto-economic Models
    - Carnot 2/3 Vote aggregation
  - Carnot Bribary Article
- Carnot Paper 02
- Detecting Reporting Attacks Carnot
- Inter Chain Protocol
- Multi-Leader and Multi-Overlay Carnot
- Network Privacy Stack - Stakeholder Privacy
- - - validator-privacy
- - mix-net-solution
- priv-validator-network
- tor-push-rln
- - - - Testnet
  - - Mixnet
- - Ongoing testing of specific monthly libp2p releases
- - 10k Node Cluster
- Midscale
- - - Bundle Simulation Data
- - - Deployer Tool
  - Visualiser Tool
- - - CI Integration
- - Rlog: Wakurtosis Retrospective
- Wakurtosis Maintenance
- - Techreport
- Techreport_02
- Wakurtosis Features
- - - - Control Messages
  - - Refactoring
- - - Basic Shadow Simulation
  - Shadow Gossipsub Analysis
- - Shadow Waku Relay Analysis
- - - Carnot 2-3rds Vote Aggregation Python Implementation
- - Simulation Analysis
- - - Rlog: Wakurtosis Retrospective
  - Wakurtosis Rlog
- - Gossipsub Topology Analysis
- - 2023-aug
- - - - Benchmarks
    - Research Existing Proofsystems
- - - State Separation Architecture 01
  - State Separation Architecture 02
- - - VM Ecosystem
  - VM Foundations
- - - - chronos-maintainance
- - - compiler
  - editor
- lsp
- nim-suggest
- nimble
- - - - Libchronos Maintenance
- - - Gossipsub DDoS Mitigation
  - Gossipsub Improvements EIP 4844
- Gossipsub Stagger Send
- Libp2p Maintenance
- WebRTC Transport
- - - - Test Automation Codex Discovery
  - - Test Automation cryptarchia
  - Test Automation Data Availability
- - Test Automation nim-libp2p
- Test Automation nim-tooling
- - Interop Testing
- Interop Testing Part 2
- Maintenance go-waku
- Maintenance js-waku
- Maintenance nwaku
- Status-go CLI Testing
- Status-go CLI Testing 2
- Test Automation go-waku
- Test Automation js-waku
- Test Automation nwaku
- Test Automation RLN
- Test Automation Sharding
- Test Plan RLN
- Test Plan Sharding
- Test Plans
- WebSockets Stress Testing
- - - - specs-init
  - - carnot-specification
  - carnot-threat-model-informational
- carnot-vote-2-3rds-vote-aggregation-specification
- inter-chain-protocol-specification
- multi-leader-and-multi-overlay-carnot-specification
- specs-init
- - Port Status Specs
- - rfc-index
- rfc-process-update
- - core-rfc-updates
- Waku Keystore
- - - - Contracts Formal Verification
    - Review Codex Contracts
- - Access Control Safe Support
- - Community Contracts CollectibleV1 Batch transaction Extension
- Community Contracts Deployer
- Community Contracts ERC20
- Community Contracts ERC721
- Community Contracts Maintenance
- Community Contracts Token Import
- Community Curation dapp Contracts
- Community Vaults - Token Airdrop
- ENS Usernames contracts maintenance
- Governance Contract MVP
- MiniMe Token Enhancements
- MiniMe Token Maintenance
- SNT Optimism Bridge
- Status Staking Contract Maintenance Details
- Status Staking Contract MVP
- Status Staking Contract V1
- Status Swap Aggregator
- - Secureum Upskilling
- Vac RLN Contract Support Details
- - - - Analysis of the Codex Token
    - Codex Bandwidth Incentives
  - Codex Contract Default
- Codex Contract Finalization
- Codex Contract Initiation
- Codex Contract Matching
- Codex Economic Analysis
- Codex Fee Mechanism
- Codex Insurance Mechanism Analysis
- Codex Lender Analysis
- Codex Proof Aggregators
- Codex Recovery Auction
- Codex Slot Repair
- Codex Tax System
- Codex Testnet Incentives
- - Finance Real Option Models
- Financial Growth Models
- - Cryptarchia Wealth Concentration Estimated Stake
- Cryptarchia Wealth Concentration Known Stake
- Nomos Delegation Research
- Nomos Economic Analysis
- Nomos Enshrined Delegation
- Nomos Mixnet Incentives
- Nomos Non Private L2 Consensus
- Nomos Penalizable Actions
- Nomos Rewarded Actions
- Nomos Shared Liquidity
- Nomos Supply Policy
- Nomos TDC Objectives
- Nomos Transaction Fee
- Nomos Validator Rewards
- Nomos Validator Rewards
- Nomos Whitepaper
- - Incentivize Status Communitities
- SNT Governance Proposal
- SNT Litepaper
- SNT Staking
- Status L2 deployment
- Waku Sharding
- - Waku Economic Analysis
- Waku General Incentives
- Waku RLN Attacks Vectors
- Waku RLN Membership
- Waku RLN Risks
- Waku Store Incentives
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- - - Finance Wallet monitoring
  - Improve Finance Reporting
- - Comms Discord Statistics
- IFT Finance Reporting
- IFT Weekly News Website
- Program Overview Dashboard
- Smart Contract Monitoring
- Townhall helper
- Townhall transcript
- VAC Website Contributors
- X Space Analytics
- - Github Monitoring
- Logos Circle Event Dashboard
- Logos Circle Monitoring
- Logos Public RAG
- Logos Winnable Stories extractions
- - RAG Context
- RAG Embedding and Context
- RAG Evaluation mechanism
- RAG MCP Integration
- - Status Social Pipeline
- BI Roadmap Preview
- - - Anoncomms Evaluation
- - Blockchain Evaluation
- - Codex Base Capacity
- Codex Base Capacity
- Codex Comparison
- Codex Comparison
- Codex Evaluation
- - DST Conduit
- DST Conduit
- DST Conduit
- DST Lab
- DST Lab
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Tooling
- DST Tooling
- DST Tooling
- DST Tooling
- Libp2p Evaluation
- Scaling think tank
- Scaling think tank
- VacLab
- VacLab
- VacLab
- Visualiser Tool
- - Logos-core Evaluation
- - Messaging Evaluation
- Messaging Scaling
- - Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- - Status chat protocol benchmarks
- Status evaluation
- Status evaluation
- Status-go chat protocol benchmarks
- Status-go chat protocol benchmarks
- - Storage Evaluation
- - Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- - Theoretical Analysis
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Tooling
- Waku Tooling
- DST Roadmap Preview
- - 2024-10 Vac monthly
- 2024-11 Vac monthly
- 2024-12 Vac monthly
- 2025-01 Vac monthly
- 2025-02 Vac monthly
- 2025-03 Vac monthly
- 2025-04 Vac monthly
- 2025-05 Vac monthly
- 2025-06 Vac monthly
- 2025-07 Vac monthly
- 2025-08 Vac monthly
- 2025-09 Vac monthly
- 2025-10 Vac monthly
- 2025-11 Vac monthly
- 2025-12 Vac monthly
- - - 2024q4 Nimble
  - 2025q1 Nim IDE tooling
- 2025q1 Nimble
- 2025q2 Nim IDE tooling
- 2025q2 Nimble
- 2025q3 Nim Core Libraries
- 2025q3 Nim IDE tooling
- 2025q3 Nimble
- 2025q4 Nim Core Libraries
- 2025q4 Nim IDE tooling
- 2025q4 Nimble
- 2026q1 Nim Core Libraries
- 2026q1 Nimble
- Nim IDE Tooling 2024Q4
- - Logos Storage Nimble Integration
- Messaging Nimble Integration
- - Nimbus Nimble Integration
- Nimbus Nimble Integration
- - Waku Nimble Integration
- Nim Roadmap Preview
- - - ACZ Consulting
  - ACZ Consulting
- ACZ Consulting
- - AutoNAT v2
- GossipSub Extensions and Partial Messages
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- Kademlia DHT
- Kademlia DHT
- Kademlia DHT
- nim-libp2p Auto TLS
- nim-libp2p c-bindings
- nim-libp2p c-bindings
- nim-libp2p Connection Management
- nim-libp2p IPv6 support
- nim-libp2p logos-core
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p Mix
- Nim-libp2p Mix
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Wrapping ngtcp2
- Quic Stabilization and removal of runtime dependencies
- - nim-libp2p Test Coverage
- nim-libp2p Test Coverage
- P2P Roadmap Preview
- - - Anoncomms testing
- - Codex Integration Testing
- - Nim Libp2p Testing
- Projects QA Strategy
- Projects QA Strategy
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Waku Project - Core Protocols
- - Keycard Testing
- Keycard Testing
- Keycard Testing
- - Logos Core QA
- - Messaging Testing
- - Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- - Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status QA
- Status QA Desktop
- Status QA Desktop
- Status QA Desktop
- Status QA Documentation
- Status QA Mobile
- Status QA Mobile
- Status QA Mobile
- - Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- - Chat SDK Testing
- Direct Message Reliability Testing
- Messaging API Testing
- RLN Smart Contract Testing
- RLN Smart Contract Testing
- Status Go Functional Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing (extended)
- Waku Testing
- waku-go-bindings Testing
- waku-go-bindings-testing Testing Framework
- Waku-sync Integration Testing
- Waku-sync Testing
- QA Roadmap Preview
- - - RFC Iteration
- - RFC Iteration
- - Marketplace and Client 2024q4
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - Integration with QA
- Integration with QA
- Integration with QA
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- - RFC Iteration
- - RFC Iteration
- - RFC Iteration
- RFC Iteration
- - Data Availability Raw RFC
- Data Availability Raw RFCs
- Data Availability Raw RFCs
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Iteration
- Status Specs to RFC-Index Migration
- - RFC Iteration
- - 2024q4 RFC Iteration
- Migration of PoC Waku RFCs to the rfc-index
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Roadmap Preview
- - - MLS Smart Contracts Consulting
- - ghost.fun Protocol Review
- - Codex Vault Integration
- Formal Verification (Part 1)
- Formal Verification (Part 2)
- - EIP Discussions
- Formal Verification Tools Research
- Security Audits
- Security Audits
- Security Audits
- Security Audits
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- - Risc0 Upskilling
- - Base Chain Integration
- Comunities Contracts on Status Network testnet
- Karma RLN
- Maintainin existing Status smart contracts
- Maintainin existing Status smart contracts
- Staking Protocol (v1)
- Staking Protocol Documentation
- Staking Protocol Refinement
- Status Network Native Bridge Yield Bearing Module
- Status Network Native Dex
- Status Smart Contracts Consulting
- Status Smart Contracts Consulting
- XP NFT (v1)
- XP Token (v1)
- - Maintaining existing Status Network L2 smart contracts
- New Karma Requirements for SN L2
- SN L2 Bridge DAI Yield Management
- SN L2 Bridge ETH Yield Management
- Status Network Karma Enhancements
- Status Network L2 Audit Preparation
- Status Network L2 Pre-Audit Protocol Enhancements
- SC Roadmap Preview
- - - Demos
  - Logos Contributions Portal
- Logos Core
- Logos Marketing Campaign Narratives & Brand Testing
- Logos Website
- Logos Website
- Newsletter
- Parallel Society Festival Website
- Qaku App
- Web Maintenance & Support
- Web Maintenance & Support
- - Keycard Website
- Keycard Website
- - Contribute Portal
- Logos Forum
- Logos Website
- - Community Curation
- SN Hub
- SN Hub
- SN Hub
- SN Website
- SN Website
- Status App
- Status App
- Status Wallet Extension
- Status Wallet Extension
- Status Website
- Status Website
- Status Website
- Web Roadmap Preview
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- 2024-09-30 Vac weekly
- 2024-10-07 Vac weekly
- 2024-10-14 Vac weekly
- 2024-10-21 Vac weekly
- 2024-10-28 Vac weekly
- 2024-11-04 Vac weekly
- 2024-11-11 Vac weekly
- 2024-11-18 Vac weekly
- 2024-11-25 Vac weekly
- 2024-12-02 Vac weekly
- 2024-12-09 Vac weekly
- 2024-12-16 Vac weekly
- 2024-12-23 Vac weekly
- 2024-12-30 Vac weekly
- 2025-01-06 Vac weekly
- 2025-01-13 Vac weekly
- 2025-01-20 Vac weekly
- 2025-01-27 Vac weekly
- 2025-02-03 Vac weekly
- 2025-02-10 Vac weekly
- 2025-02-17 Vac weekly
- 2025-02-24 Vac weekly
- 2025-03-03 Vac weekly
- 2025-03-10 Vac weekly
- 2025-03-17 Vac weekly
- 2025-03-24 Vac weekly
- 2025-03-31 Vac weekly
- 2025-04-07 Vac weekly
- 2025-04-14 Vac weekly
- 2025-04-21 Vac weekly
- 2025-04-28 Vac weekly
- 2025-05-05 Vac weekly
- 2025-05-12 Vac weekly
- 2025-05-19 Vac weekly
- 2025-05-26 Vac weekly
- 2025-06-02 Vac weekly
- 2025-06-09 Vac weekly
- 2025-06-16 Vac weekly
- 2025-06-23 Vac weekly
- 2025-06-30 Vac weekly
- 2025-07-07 Vac weekly
- 2025-07-14 Vac weekly
- 2025-07-21 Vac weekly
- 2025-07-28 Vac weekly
- 2025-08-04 Vac weekly
- 2025-08-11 Vac weekly
- 2025-08-18 Vac weekly
- 2025-08-25 Vac weekly
- 2025-09-01 Vac weekly
- 2025-09-08 Vac weekly
- 2025-09-15 Vac weekly
- 2025-09-22 Vac weekly
- 2025-09-29 Vac weekly
- 2025-10-06 Vac weekly
- 2025-10-13 Vac weekly
- 2025-10-20 Vac weekly
- 2025-10-27 Vac weekly
- 2025-11-03 Vac weekly
- 2025-11-10 Vac weekly
- 2025-11-17 Vac weekly
- 2025-11-24 Vac weekly
- 2025-12-01 Vac weekly
- 2025-12-08 Vac weekly
- 2025-12-15 Vac weekly
- 2025-12-22 Vac weekly
- 2025-12-29 Vac weekly
- 2026-01-05 Vac weekly
- Website Terms of Use
- What's in a Milestone

# de-MLS Multi Admin

Jan 06, 2026, 6 min read

- #2025q1
- #acz
- #ift

`vac:acz:ift:2025q1-de-mls-multi-admin`

involves finalizing the de-MLS RFC with multi-admin support, implementing by extending the single admin approach with on-chain admin consensus, and also submitting to the EF grant program with a messaging application project that introduces decentralization, censorship resistance, and DAO coordination, or DeFi alerts

## Description §

This commitment involves completing the de-MLS RFC by incorporating multi-administrator configurations both onchain and offchain settings and implementing de-MLS with a multi-admin setup over the Waku network, delegating admin consensus to on-chain components. The process includes presenting the findings such as MLS over Waku and benchmarking, then applying for the EF grant.

### Background §

de-MLS is a decentralized, scalable, end-to-end encrypted (E2EE) group messaging application with Ethereum-based authentication. The primary goal of this project is to develop a comprehensive and mature RFC that outlines decentralized, secure, and scalable group key generation, designed to accommodate large numbers of users within a single group.

During 2024q4, we identified the centralized aspects of the RFC and the importance of a multi-admin configuration for achieving true decentralization. Also, we achieved the first step of implementation called single-admin over the Waku node proof of concept implementation. The implementation plan for this quarter is to extend the initial single-Waku-node approach to a multi-admin configuration operating across the Waku network.

### Narratives §

we will reinforce the Conduit of Expertise narrative by:

- Develop the foundational framework for a decentralized, scalable messaging application authenticated through Ethereum, designed to support a large user base within the IFT ecosystem.

We will also strengthen the Premier Research Destination narrative by:

- Develop a standardized decentralized messaging application over the Waku network by providing a well-structured RFC and a proof of concept (PoC) that demonstrates its base functionality within the ecosystem. This will allow teams and organizations to build their own messaging applications while benefiting from these features.
- Create a proposal for the Ethereum Foundation (EF) to apply for EF grants to promote the project and gain support from the Ethereum ecosystem.

## Task List §

### Blogpost de-mls over Waku §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:blogpost-de-mls-over-waku`
- owner: Ekaterina
- status: on-hold (70%)
- start-date: 2025/01/06
- end-date: 2025/01/20

#### Description §

This task is scheduled to be completed in 2025q2 due to the architectural change.

Writing a blog post about implementation details of single admin de-MLS with Waku node as delivery service based on this PR

#### Deliverables §

A blogpost to vac.dev/rlog/

### Update de-MLS RFC with multi admins §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:multi-admin-rfc`
- owner: Ugur
- status: on-hold (30%)
- start-date: 2025/01/13
- end-date: 2025/01/27

#### Description §

This task is scheduled to be completed in 2025q2 due to building consensus RFC has just finished.

Update and reorganize the RFC with the single and multi admin options.

#### Deliverables §

- PR to vacp2p/rfc-index repo with related updates.

### Update Waku Node Connection §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:waku-node-connection`
- owner: Ekaterina
- status: done
- start-date: 2025/01/20
- end-date: 2025/02/24

#### Description §

The current version of the Waku Node setting, and subscribing to content topics entails receiving the same message multiple times. The task plans to fix this and also add the ability to connect more than one node. Also rust bindings have been updated over time and will be moving to the current version.

This task’s end-date is expanded due to the blocker from the waku Rust bindings.

#### Deliverables §

A PR to the de-MLS repository updating the Waku node connection and enabling multiple node usage.

### Benchmark Coverage §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:benchmark-coverage`
- owner: Ekaterina
- status: done
- start-date: 2025/01/20
- end-date: 025/01/27

#### Description §

Expand benchmark coverage in the de-MLS repository. Identify untested scenarios, document them, and implement corresponding benchmarks.

#### Deliverables §

A PR to the de-MLS repository with

- A document outlining benchmark scenarios.
- PRs with benchmark tests for uncovered scenarios.

### Processing Of Key Packages In Batch §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:batch-key-package`
- owner: Ekaterina
- status: done
- start-date: 2025/01/27
- end-date: 2025/02/10

#### Description §

Expand the de-MLS codebase by implementing multi-admin support. The implementation with a single admin allowed for the instantaneous processing of requests to join the group. When moving to multiple admins, the ability to collect requests in batches and then process them as one should be added.

#### Deliverables §

A PR to the de-MLS repository, updating the API for handling key packages from users before joining the group not in each coming message but once in the epoch.

### Test Deployment §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:test-deployment`
- owner: Ekaterina
- status: on-hold
- start-date: 2025/02/03
- end-date: 2025/02/10

#### Description §

This task is re-scheduled in 2025q2 due to the architectural changes.

Set up test deployment for the de-MLS repository. Docker containers have been made to run PoCs, but they assume a single node operation and do not run nodes within themselves.

#### Deliverables §

A PR to the de-MLS repository with

- Docker configurations for deployment and testing.
- Documentation for test deployment setup.

### Extend API To Multiple Admin §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:extend-api`
- owner: Ekaterina
- status: on hold
- start-date: 2025/02/10
- end-date: 2025/03/03

#### Description §

Expand the de-MLS codebase by implementing multi-admin support. In preparation for working with multiple admins, extend API for the following processes: processing invitations to a group, applying commits, and preparing a separate channel for exchanging messages between admins.

This task is postponed to the 2025q2 since Zerokit was prioritized.

#### Deliverables §

A PR to the de-MLS repository updating the API for separate commit and proposal messages.

### CI Setup §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:ci-setup`
- owner: Ekaterina
- status: on hold
- start-date: 2025/02/10
- end-date: 2025/02/17

#### Description §

This task is re-scheduled in 2025q2 due to the priority changes.

Set up continuous integration for the de-MLS repository, including automated testing and code validation.

#### Deliverables §

A PR to the de-MLS repository with a new CI pipeline for the repository that includes the waku node.

### Consensus Research §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:consensus-research`
- owner: Ugur
- status: done
- start-date: 2025/02/10
- end-date: 2025/02/24

#### Description §

Conducting research on-chain and off-chain solutions for multi-admin consensus mechanisms.

#### Deliverables §

- A notion page that offers a few solutions that are feasible to implement.

### Deployment §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:deployment`
- owner: Ekaterina
- status: on hold
- start-date: 2025/03/06
- end-date: 2025/03/24

#### Description §

Set up final deployment for the de-MLS repository, including Docker configurations and automation.

This task is postponed to 2025q2 since related tasks were postponed by Zerokit being prioritized.

#### Deliverables §

A PRs to the de-MLS repository with bug fixes and code improvements.

### EF Grant Application §

- fully qualified name: `vac:acz:ift:2025q1-de-mls-multi-admin:ef-application`
- owner: Ugur
- status: on hold
- start-date: 2025/03/06
- end-date: 2025/03/24

#### Description §

Finalize the grant application file including the answers to EF questions and start the process with having meetings during office hours for possible questions.

This task is postponed to 2025q2 because related tasks must be completed first.

#### Deliverables §

Submitting EF grants using the application document and keeping an eye on the process.