# 2025-12-01 Vac weekly
Vac 2025/12/01 § highlights § QA: Status-go token-gated community tests advanced with PRs 7113, 7144, and 7162 covering wallet flows. QA: Nim-libp2p flaky test cleanup progressed through test reorganisation and coverage improvements.

- - Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- - Waku RLN Relay
- ACZ Roadmap Preview
- - - - - - - proxy-re-encryption
        - - Nescience ZK Consulting
      - - init
  - - - Status RLN Usage
  - - Light RLN Verifiers
  - RLN Doc and Outreach
- RLN Light Clients
- - Multi Epoch Constraints
- RLN relay ERC20
- RLN v2 E2E integration
- RLN v2 Waku Relay Integration
- RLNP2P Waku Pruduction Readiness Details
- Waku RLN Membership Management Details
- Waku RLN-RELAY Enhancements 02
- Waku RLN-RELAY Enhancements Details
- - - Secure Channels - fully decentralized design
  - Secure Channels - MLS design
- Secure Channels - MLS PoC
- Secure Channels - PoC of fully decentralized protocol
- - Stealth Address Kit Maintenance
- Stealth Address Kit Research
- - - Productionize Tor Push in Nimbus
- - - maintenance
  - Zerokit v0.4 Release Details
- Zerokit v0.5 Release
- Zerokit v0.6 Release
- - - - Gossipsub Anonymity Layer
- - - Carnot Paper
- - - Reviews
- - - Gossipsub Improvements Paper
  - Gossipsub Simulation
- Unstructured P2P Improvements Survey
- - - Tor Push Paper
  - Tor Push PoC
- Tor Push Related Work
- - - Codex Deep Research ZK consulting
  - Storage Proofs: Open Problems Review
- - - - Blockchain Security in Crypto-economic Models
    - Carnot 2/3 Vote aggregation
  - Carnot Bribary Article
- Carnot Paper 02
- Detecting Reporting Attacks Carnot
- Inter Chain Protocol
- Multi-Leader and Multi-Overlay Carnot
- Network Privacy Stack - Stakeholder Privacy
- - - validator-privacy
- - mix-net-solution
- priv-validator-network
- tor-push-rln
- - - - Testnet
  - - Mixnet
- - Ongoing testing of specific monthly libp2p releases
- - 10k Node Cluster
- Midscale
- - - Bundle Simulation Data
- - - Deployer Tool
  - Visualiser Tool
- - - CI Integration
- - Rlog: Wakurtosis Retrospective
- Wakurtosis Maintenance
- - Techreport
- Techreport_02
- Wakurtosis Features
- - - - Control Messages
  - - Refactoring
- - - Basic Shadow Simulation
  - Shadow Gossipsub Analysis
- - Shadow Waku Relay Analysis
- - - Carnot 2-3rds Vote Aggregation Python Implementation
- - Simulation Analysis
- - - Rlog: Wakurtosis Retrospective
  - Wakurtosis Rlog
- - Gossipsub Topology Analysis
- - 2023-aug
- - - - Benchmarks
    - Research Existing Proofsystems
- - - State Separation Architecture 01
  - State Separation Architecture 02
- - - VM Ecosystem
  - VM Foundations
- - - - chronos-maintainance
- - - compiler
  - editor
- lsp
- nim-suggest
- nimble
- - - - Libchronos Maintenance
- - - Gossipsub DDoS Mitigation
  - Gossipsub Improvements EIP 4844
- Gossipsub Stagger Send
- Libp2p Maintenance
- WebRTC Transport
- - - - Test Automation Codex Discovery
  - - Test Automation cryptarchia
  - Test Automation Data Availability
- - Test Automation nim-libp2p
- Test Automation nim-tooling
- - Interop Testing
- Interop Testing Part 2
- Maintenance go-waku
- Maintenance js-waku
- Maintenance nwaku
- Status-go CLI Testing
- Status-go CLI Testing 2
- Test Automation go-waku
- Test Automation js-waku
- Test Automation nwaku
- Test Automation RLN
- Test Automation Sharding
- Test Plan RLN
- Test Plan Sharding
- Test Plans
- WebSockets Stress Testing
- - - - specs-init
  - - carnot-specification
  - carnot-threat-model-informational
- carnot-vote-2-3rds-vote-aggregation-specification
- inter-chain-protocol-specification
- multi-leader-and-multi-overlay-carnot-specification
- specs-init
- - Port Status Specs
- - rfc-index
- rfc-process-update
- - core-rfc-updates
- Waku Keystore
- - - - Contracts Formal Verification
    - Review Codex Contracts
- - Access Control Safe Support
- - Community Contracts CollectibleV1 Batch transaction Extension
- Community Contracts Deployer
- Community Contracts ERC20
- Community Contracts ERC721
- Community Contracts Maintenance
- Community Contracts Token Import
- Community Curation dapp Contracts
- Community Vaults - Token Airdrop
- ENS Usernames contracts maintenance
- Governance Contract MVP
- MiniMe Token Enhancements
- MiniMe Token Maintenance
- SNT Optimism Bridge
- Status Staking Contract Maintenance Details
- Status Staking Contract MVP
- Status Staking Contract V1
- Status Swap Aggregator
- - Secureum Upskilling
- Vac RLN Contract Support Details
- - - - Analysis of the Codex Token
    - Codex Bandwidth Incentives
  - Codex Contract Default
- Codex Contract Finalization
- Codex Contract Initiation
- Codex Contract Matching
- Codex Economic Analysis
- Codex Fee Mechanism
- Codex Insurance Mechanism Analysis
- Codex Lender Analysis
- Codex Proof Aggregators
- Codex Recovery Auction
- Codex Slot Repair
- Codex Tax System
- Codex Testnet Incentives
- - Finance Real Option Models
- Financial Growth Models
- - Cryptarchia Wealth Concentration Estimated Stake
- Cryptarchia Wealth Concentration Known Stake
- Nomos Delegation Research
- Nomos Economic Analysis
- Nomos Enshrined Delegation
- Nomos Mixnet Incentives
- Nomos Non Private L2 Consensus
- Nomos Penalizable Actions
- Nomos Rewarded Actions
- Nomos Shared Liquidity
- Nomos Supply Policy
- Nomos TDC Objectives
- Nomos Transaction Fee
- Nomos Validator Rewards
- Nomos Validator Rewards
- Nomos Whitepaper
- - Incentivize Status Communitities
- SNT Governance Proposal
- SNT Litepaper
- SNT Staking
- Status L2 deployment
- Waku Sharding
- - Waku Economic Analysis
- Waku General Incentives
- Waku RLN Attacks Vectors
- Waku RLN Membership
- Waku RLN Risks
- Waku Store Incentives
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- - - Finance Wallet monitoring
  - Improve Finance Reporting
- - Comms Discord Statistics
- IFT Finance Reporting
- IFT Weekly News Website
- Program Overview Dashboard
- Smart Contract Monitoring
- Townhall helper
- Townhall transcript
- VAC Website Contributors
- X Space Analytics
- - Github Monitoring
- Logos Circle Event Dashboard
- Logos Circle Monitoring
- Logos Public RAG
- Logos Winnable Stories extractions
- - RAG Context
- RAG Embedding and Context
- RAG Evaluation mechanism
- RAG MCP Integration
- - Status Social Pipeline
- BI Roadmap Preview
- - - Anoncomms Evaluation
- - Blockchain Evaluation
- - Codex Base Capacity
- Codex Base Capacity
- Codex Comparison
- Codex Comparison
- Codex Evaluation
- - DST Conduit
- DST Conduit
- DST Conduit
- DST Lab
- DST Lab
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Tooling
- DST Tooling
- DST Tooling
- DST Tooling
- Libp2p Evaluation
- Scaling think tank
- Scaling think tank
- VacLab
- VacLab
- VacLab
- Visualiser Tool
- - Logos-core Evaluation
- - Messaging Evaluation
- Messaging Scaling
- - Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- - Status chat protocol benchmarks
- Status evaluation
- Status evaluation
- Status-go chat protocol benchmarks
- Status-go chat protocol benchmarks
- - Storage Evaluation
- - Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- - Theoretical Analysis
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Tooling
- Waku Tooling
- DST Roadmap Preview
- - 2024-10 Vac monthly
- 2024-11 Vac monthly
- 2024-12 Vac monthly
- 2025-01 Vac monthly
- 2025-02 Vac monthly
- 2025-03 Vac monthly
- 2025-04 Vac monthly
- 2025-05 Vac monthly
- 2025-06 Vac monthly
- 2025-07 Vac monthly
- 2025-08 Vac monthly
- 2025-09 Vac monthly
- 2025-10 Vac monthly
- 2025-11 Vac monthly
- 2025-12 Vac monthly
- - - 2024q4 Nimble
  - 2025q1 Nim IDE tooling
- 2025q1 Nimble
- 2025q2 Nim IDE tooling
- 2025q2 Nimble
- 2025q3 Nim Core Libraries
- 2025q3 Nim IDE tooling
- 2025q3 Nimble
- 2025q4 Nim Core Libraries
- 2025q4 Nim IDE tooling
- 2025q4 Nimble
- 2026q1 Nim Core Libraries
- 2026q1 Nimble
- Nim IDE Tooling 2024Q4
- - Logos Storage Nimble Integration
- Messaging Nimble Integration
- - Nimbus Nimble Integration
- Nimbus Nimble Integration
- - Waku Nimble Integration
- Nim Roadmap Preview
- - - ACZ Consulting
  - ACZ Consulting
- ACZ Consulting
- - AutoNAT v2
- GossipSub Extensions and Partial Messages
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- Kademlia DHT
- Kademlia DHT
- Kademlia DHT
- nim-libp2p Auto TLS
- nim-libp2p c-bindings
- nim-libp2p c-bindings
- nim-libp2p Connection Management
- nim-libp2p IPv6 support
- nim-libp2p logos-core
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p Mix
- Nim-libp2p Mix
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Wrapping ngtcp2
- Quic Stabilization and removal of runtime dependencies
- - nim-libp2p Test Coverage
- nim-libp2p Test Coverage
- P2P Roadmap Preview
- - - Anoncomms testing
- - Codex Integration Testing
- - Nim Libp2p Testing
- Projects QA Strategy
- Projects QA Strategy
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Waku Project - Core Protocols
- - Keycard Testing
- Keycard Testing
- Keycard Testing
- - Logos Core QA
- - Messaging Testing
- - Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- - Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status QA
- Status QA Desktop
- Status QA Desktop
- Status QA Desktop
- Status QA Documentation
- Status QA Mobile
- Status QA Mobile
- Status QA Mobile
- - Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- - Chat SDK Testing
- Direct Message Reliability Testing
- Messaging API Testing
- RLN Smart Contract Testing
- RLN Smart Contract Testing
- Status Go Functional Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing (extended)
- Waku Testing
- waku-go-bindings Testing
- waku-go-bindings-testing Testing Framework
- Waku-sync Integration Testing
- Waku-sync Testing
- QA Roadmap Preview
- - - RFC Iteration
- - RFC Iteration
- - Marketplace and Client 2024q4
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - Integration with QA
- Integration with QA
- Integration with QA
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- - RFC Iteration
- - RFC Iteration
- - RFC Iteration
- RFC Iteration
- - Data Availability Raw RFC
- Data Availability Raw RFCs
- Data Availability Raw RFCs
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Iteration
- Status Specs to RFC-Index Migration
- - RFC Iteration
- - 2024q4 RFC Iteration
- Migration of PoC Waku RFCs to the rfc-index
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Roadmap Preview
- - - MLS Smart Contracts Consulting
- - ghost.fun Protocol Review
- - Codex Vault Integration
- Formal Verification (Part 1)
- Formal Verification (Part 2)
- - EIP Discussions
- Formal Verification Tools Research
- Security Audits
- Security Audits
- Security Audits
- Security Audits
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- - Risc0 Upskilling
- - Base Chain Integration
- Comunities Contracts on Status Network testnet
- Karma RLN
- Maintainin existing Status smart contracts
- Maintainin existing Status smart contracts
- Staking Protocol (v1)
- Staking Protocol Documentation
- Staking Protocol Refinement
- Status Network Native Bridge Yield Bearing Module
- Status Network Native Dex
- Status Smart Contracts Consulting
- Status Smart Contracts Consulting
- XP NFT (v1)
- XP Token (v1)
- - Maintaining existing Status Network L2 smart contracts
- New Karma Requirements for SN L2
- SN L2 Bridge DAI Yield Management
- SN L2 Bridge ETH Yield Management
- Status Network Karma Enhancements
- Status Network L2 Audit Preparation
- Status Network L2 Pre-Audit Protocol Enhancements
- SC Roadmap Preview
- - - Demos
  - Logos Contributions Portal
- Logos Core
- Logos Marketing Campaign Narratives & Brand Testing
- Logos Website
- Logos Website
- Newsletter
- Parallel Society Festival Website
- Qaku App
- Web Maintenance & Support
- Web Maintenance & Support
- - Keycard Website
- Keycard Website
- - Contribute Portal
- Logos Forum
- Logos Website
- - Community Curation
- SN Hub
- SN Hub
- SN Hub
- SN Website
- SN Website
- Status App
- Status App
- Status Wallet Extension
- Status Wallet Extension
- Status Website
- Status Website
- Status Website
- Web Roadmap Preview
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- 2024-09-30 Vac weekly
- 2024-10-07 Vac weekly
- 2024-10-14 Vac weekly
- 2024-10-21 Vac weekly
- 2024-10-28 Vac weekly
- 2024-11-04 Vac weekly
- 2024-11-11 Vac weekly
- 2024-11-18 Vac weekly
- 2024-11-25 Vac weekly
- 2024-12-02 Vac weekly
- 2024-12-09 Vac weekly
- 2024-12-16 Vac weekly
- 2024-12-23 Vac weekly
- 2024-12-30 Vac weekly
- 2025-01-06 Vac weekly
- 2025-01-13 Vac weekly
- 2025-01-20 Vac weekly
- 2025-01-27 Vac weekly
- 2025-02-03 Vac weekly
- 2025-02-10 Vac weekly
- 2025-02-17 Vac weekly
- 2025-02-24 Vac weekly
- 2025-03-03 Vac weekly
- 2025-03-10 Vac weekly
- 2025-03-17 Vac weekly
- 2025-03-24 Vac weekly
- 2025-03-31 Vac weekly
- 2025-04-07 Vac weekly
- 2025-04-14 Vac weekly
- 2025-04-21 Vac weekly
- 2025-04-28 Vac weekly
- 2025-05-05 Vac weekly
- 2025-05-12 Vac weekly
- 2025-05-19 Vac weekly
- 2025-05-26 Vac weekly
- 2025-06-02 Vac weekly
- 2025-06-09 Vac weekly
- 2025-06-16 Vac weekly
- 2025-06-23 Vac weekly
- 2025-06-30 Vac weekly
- 2025-07-07 Vac weekly
- 2025-07-14 Vac weekly
- 2025-07-21 Vac weekly
- 2025-07-28 Vac weekly
- 2025-08-04 Vac weekly
- 2025-08-11 Vac weekly
- 2025-08-18 Vac weekly
- 2025-08-25 Vac weekly
- 2025-09-01 Vac weekly
- 2025-09-08 Vac weekly
- 2025-09-15 Vac weekly
- 2025-09-22 Vac weekly
- 2025-09-29 Vac weekly
- 2025-10-06 Vac weekly
- 2025-10-13 Vac weekly
- 2025-10-20 Vac weekly
- 2025-10-27 Vac weekly
- 2025-11-03 Vac weekly
- 2025-11-10 Vac weekly
- 2025-11-17 Vac weekly
- 2025-11-24 Vac weekly
- 2025-12-01 Vac weekly
- 2025-12-08 Vac weekly
- 2025-12-15 Vac weekly
- 2025-12-22 Vac weekly
- 2025-12-29 Vac weekly
- 2026-01-05 Vac weekly
- Website Terms of Use
- What's in a Milestone

# 2025-12-01 Vac weekly

Dec 01, 2025, 10 min read

- #vac-updates

## Vac 2025/12/01 §

### highlights §

- QA: Status-go token-gated community tests advanced with PRs 7113, 7144, and 7162 covering wallet flows.
- QA: Nim-libp2p flaky test cleanup progressed through test reorganisation and coverage improvements.
- QA: Status Desktop Windows E2E maintenance addressed multiple failures and closed the dedicated e2e task.
- QA: Mobile QA pushed multi-device support, ported desktop tests, and worked through CI feedback.
- DST: Added richer metrics (CPU, memory, bandwidth) and new baselines to libp2p regression experiments, including yamux.
- DST: TWN RLN tree deployment redeployed with contract changes; new register event issue under investigation.
- DST: Chat protocol benchmarks isolated peer cache churn as a root cause; awaiting nwaku fix before retrying.
- DST: Deployment tooling advanced with new plotting utilities, pod interaction refactors, and Waku store/bootstrap builders.
- DST: Vaclab-local environment shipped via Rancher Desktop with Helm-based VictoriaMetrics/VictoriaLogs and documented setup.
- DST: Ongoing nwaku v0.37 regression and bandwidth analyses highlighted store message gaps and rendezvous impacts.
- Nim: Nimble 1.0 work added async download optimisations, cache deduplication, and package enumeration fixes in PR 1526.
- Nim: Command-line parser flattening progressed across Nimbus repos with multiple confutils help output fixes.
- Nim: CPU integer library gained 32-bit support, chaining tests, CI/docs, and benchmark planning.
- Nim: Langserver documentation improved with inlay hint instructions while investigating duplicate diagnostics.
- P2P: QUIC stabilization pushed multiple nim-lsquic fixes (assembly handling, timers, locks, read refactor).
- P2P: QUIC stabilization WIP expanded with native UDP work and gossipsub mesh stability investigations.
- P2P: Maintenance covered test RNG singleton and README updates in nim-libp2p.
- P2P: Kad DHT interop work filed upstream spec deviations and merged bootstrap/client-mode improvements.
- P2P: Nimbus QUIC integration kickoff planned alongside ongoing stabilization.
- Tokenomics: Iterated on price prediction modelling and Finance feedback post-Devconnect.
- Tokenomics: Resumed Logos token sales and digital twin planning, including Machinations learning and token distribution design.
- Tokenomics: Advanced Nomos stress-test simulations with realistic demand and validator behaviour models.
- Tokenomics: Briefed ex-Waku teams on strategy and engaged in PS Lisbon planning.
- Tokenomics: Continued optimal control research and readings on virtual economies.
- SC: RISC0 upskilling continued across the team via NSSA program studies and Solana program reviews.
- SC: Exploration into EAS attestation patterns underway as a potential Nescience fit.
- SC: Preparing 2026 Q1 commitments and supporting the Cyfrin audit for Status Network contracts.
- Security: Status Desktop design review reproduced UXSS (Status-352) and validated mitigations across crypto interfaces and dependency chains.
- Security: Endpoint security evaluations expanded with Bitdefender malware testing and scheduled scan reporting; cold signing Qubes OS build planned.
- Security: Secure signing training added legacy members and continued transaction execution tests on secure VMs.
- Security: Treasury continuity advanced with device assignment updates and incident response procedures for unsafe UI scenarios.
- Security: Finance automation and admin audits progressed with webhook-based actions and consolidated n8n workflows.
- Security: Supply-chain monitoring continued with npm malware sweeps, SBOM regeneration, and CodeQL targeting network/IPC surfaces.
- Web: Status web upgrade tracked Waku dependency updates and CI access for non-Vercel contributors.
- Web: SN Hub responsive fixes and deposit UI progressed toward merge alongside ongoing karma/staking work.
- Web: Wallet extension price proxy refactor improved RPC handling with follow-up suspense optimisations.
- Web: Logos website maintenance addressed layout bugs and analytics scoping; spaces calendar backend/frontend now underway.
- Web: Community shard changes and Waku dependency bumps advanced across status-web and community-dapp.
- Infra: Prepared Nimbus and Lido fleets for the Fusaka fork with upgraded tooling and reliability fixes.
- Infra: Jenkins capacity expanded with a new Mac M4 host and improved workspace cleanup; iOS runtime install issues resolved.
- Infra: Status desktop builds explored Flatpak packaging and fixed Keycard use on AppImage.
- Infra: Multiple site deployments launched (ecosystem.logos.co, vesting tool) with cache tuning and inventory service rollout.
- Infra: Nginx metrics and alerts added via Lua; continued migration/renaming of Waku/Codex repos.
- BI: Fixed Discord/Logos/Keycard data extraction to avoid overwriting datasets.
- RFC: RFC index maintenance responses kept review queues moving.
- RFC: Slot builder RFC gained missing details ahead of next revision (rfc-index#209).
- RFC: OpChan RFC drafting continued toward first full draft.
- RFC: Nomos RFC drafts landed for Blend protocol, key types/generation, and proof of quota.
- RFC: Q1 2026 commitments drafted for Codex and Nomos RFC work.
- Nescience: Voting program specs delivered for simplified and token-enabled flows with follow-up discussions.
- Nescience: Privacy-preserving tail-call research produced summaries and alternative approach proposals.
- Nescience: PDA public accounts implemented with supporting token program changes; documentation push ongoing.
- Nescience: Testnet readiness advanced with multiple PRs merged for seed recovery, readiness fixes, and wallet tooling.
- Nescience: Wallet CLI refactors, personalization, and size-limit investigations queued; native token exploit documented.

### vac:qa: §

- `vac:qa:status:2025q4-status-go-functional-testing:wallet`
  - test: Token gated communities in review.
  - test: Token gated communities - TC 7128 opened for review.
  - No stopMessenger equivalent implemented for the public API tracked.
  - Signal and backend state inconsistency before accept_request_to_join_community call under investigation.
  - test: replace usage of close status backend containers with backend new profile fixture approach in review.
- `vac:qa:vac:2025q4-nim-libp2p-testing:flaky-tests`
  - test(coverage): ignore tests in review alongside logging, dynamic import, and test reorganisation PRs.
  - Merged test reporting and file organisation updates across PRs 1911–1914.
- `vac:qa:status:2025q4-status-qa-desktop:maintenance`
  - Windows E2E fixes (status-im/status-desktop#19406) and related investigations (19388, 19389, 19400, 19424).
  - Popup handling tweaks (19386) with follow-up issue 19387.
- `vac:qa:status:2025q4-status-qa-desktop:e2e-windows`
  - Remaining work finished and task closed.
- `vac:qa:status:2025q4-status-qa-desktop:release-testing`
  - Continued release coverage.
- `vac:qa:status:2025q4-status-qa-mobile:multi-device-support`
  - Continued multi-device support and ported desktop tests (status-im/status-desktop#19239, 19310).
- `vac:qa:status:2025q4-status-qa-mobile:release-testing`
  - Tracked Android 14 account creation issue 19318.

### vac:dst: §

- `admin/misc`
  - Reviewed nwaku 0.37 regression report, coordinated tasks, and drafted 2026Q1 commitments (roadmap#344); merged new Waku tasks (roadmap#343).
- `vac:dst:vac:2025q4-libp2p-evaluation:regression-testing`
  - Analyzed four new commits with added CPU/memory/bandwidth plots; introduced yamux+tcp baseline and noted lsquic issues under impairments (lsquic analysis).
- `vac:dst:waku:2025q4-waku-scaling:TWN-supports-RLN-tree`
  - Requested contract changes (MAX_TOTAL_RATELIMIT_PER_EPOCH, dependency updates), redeployed custom branch, and hit `"register: unexpected event signature"`.
- `vac:dst:status:2025q4-status-evaluation:chat-protocol-benchmarks-followup`
  - Debugged aggressive peer cache refresh; awaiting cache removal fix (Discord thread).
- `vac:dst:ift:2025q4-dst-tooling:general-tooling`
  - Merged plotting and scrape options (10ksim#176, 10ksim#175); drafted latency distribution utilities (10ksim#177).
  - Reviewed Add builders for Waku bootstrap nodes #178.
- `vac:dst:ift:2025q4-dst-tooling:complete-deployment-refactor`
  - Delivered builder refactors (10ksim#178).
- `vac:dst:waku:2025q4-waku-scaling:optimise-browser-bootstrapping`
  - Refactored api-requester for interactive publishing and generalized pod command handling (pod_interaction.py).
- `vac:dst:ift:2025q4-dst-tooling:general-tooling` (Pearson)
  - Drafted pod-api-requester#2 and Add builders for Waku store nodes #179; reviewed PRs 175–176.
- `vac:dst:waku:2025q4-waku-evaluation:regression-testing`
  - Continued nwaku v0.37 regression testing with mixed-environment protocol metrics (bandwidth analysis).
- `vac:dst:waku:2025q4-waku-evaluation:nwaku-v0.37-bandwidth-regression`
  - Evaluated rc builds, noting rendezvous flag effects on dissemination (1K Relay + 3-Bootstrap Nodes).
- `vac:dst:ift:2025q4-dst-lab:local-lab`
  - Published vaclab-local setup via Rancher Desktop with Helm deployments and detailed README (vaclab-local#1).

### vac:nim: §

- `vac:nim:ift:2025q4-nimble:nimble-1.0.0`
  - Package downloads improvements added async options, cache deduplication, and subdirectory handling; reviewed community PRs.
- `vac:nim:ift:2025q4-nim-core-libs:command-line-parsers`
  - Refactored config flattening for Nimbus Eth2/Eth1 (nimbus-eth2#7761, nimbus-eth1#3848).
  - Confutils improvements across help output and tests (nim-confutils#125, 124, 122, 121, 120).
- `vac:nim:ift:2025q4-nim-core-libs:cpu-integer-library`
  - Added 32-bit support and chaining tests (nim-intops#5, nim-intops#2), published API docs, and set up CI.
- `misc`
  - Langserver inlay hint instructions (langserver#369) and duplicate diagnostic investigation (issue 358); serialization decode params fix (nim-serialization#113).

### vac:p2p: §

- `vac:p2p:ift:2025q4-nimlibp2p-quic:stabilization`
  - Investigated mesh instability; merged fixes (nim-lsquic#29, 26, 23); native UDP WIP (27, 28).
- `vac:p2p:ift:2025q4-nimlibp2p-maintenance:maintenance`
  - Updated README test commands (nim-libp2p#1917) and RNG singleton tests (nim-libp2p#1895).
- `vac:p2p:ift:2025q4-nimlibp2p-kad-dht:interop`
  - Tracked spec deviations and interop gaps (rust-libp2p#6217, nim-libp2p#1915, 1913); merged bootstrap/client-mode updates (nim-libp2p#1903, 1908, 1906); interop tests WIP (1902).
- `misc/admin`
  - Drafted 2026Q1 commitments.

### vac:tke: §

- `admin`
  - Monthly TKE report drafted; 3 days off (Devconnect weekends) and 1 day off (travel).
- `vac:tke:ift:support-to-ift-units::price-prediction`
  - Caught up on latest developments and Finance feedback.
- `vac:tke:ift:logos-token::logos-token-sales`
  - Synced on current status.
- `vac:tke:status:karma-incentives`
  - Post-Devconnect sync.
- `vac:tke:ift:support-to-ift-units:ecodev-support`
  - Reviewed BA offsite outputs.
- `vac:tke:ift:support-to-ift-units:reading-by-jarrad`
  - Began virtual worlds/economies literature.
- `vac:tke:ift:tokenomics-research-forum::control`
  - Worked on optimal control research.

### vac:sc: §

- `vac:sc:logos:2025q4-risc0-upskilling`
  - Studied Nescience programs and reviewed docs/examples; learned NSSA-inspired program/account system.
  - Investigated Ethereum Attestation Service as a candidate for Nescience attestations (eas-contracts).

### vac:sec: §

- `vac:sec:ift:2025q4-awareness-program:web3-security-essentials`
  - Added checklists for AV, firewall, and DNS security.
- `vac:sec:ift:2025q4-secure-signing-process-training:signatory-onboarding-run`
  - Added legacy members (TR/IV).
- `vac:sec:ift:2025q4-secure-signing-env-deployment:build-a-secure-vm-for signing`
  - Tested real transaction execution (payments).
- `vac:sec:ift:2025q4-secure-signing-environment:endpoint-security-evaluation`
  - Tested Bitdefender detection using malware samples and phishing clones.
- `admin/misc`
  - Drafted 2026Q1 commitments and tasks.
- `vac:sec:ift:2025q4-cicd-security-review:status-design-reviews`
  - Reproduced Status Desktop UXSS, audited dynamic navigation/IPC, validated key-handling, fuzzed IPC handlers, and tightened GitHub token scopes.
- `vac:sec:ift:2025q4-vulma-and-ir:incidents`
  - Explored UXSS exploitation scenarios, expanded phishing takedowns, validated secret rotations, assessed Balancer impact, published Runbook for Safe Node.js Development During Registry Worm Outbreaks, and investigated compromised npm packages.
- `vac:sec:ift:2025q4-vulma-and-ir:remediation-tracking`
  - Ran focused CodeQL scans, patched crypto/network CVEs, blocked new WebView dependencies, improved SBOM generation, and closed high/medium issues.
- `vac:sec:ift:2025q4-finance-automation-enhancements`
  - Monitored Finance executions and provided support.
- `vac:sec:ift:2025q4-iam-operations:admin-audit`
  - Shifted inactive CC notifications to email, built webhook-driven Notion admin actions (worked around Sec n8n cloud limits via self-hosted).
- `vac:sec:ift:2025q4-Migrate Sec workflows to n8n Sec Cloud`
  - Deployed consolidated active workflows to reduce limits.
- `vac:sec:ift:2025q4-Create hierarchy boards in Miro`
  - Fixed logic for connectors, new boards, and consolidated frames.

### vac:web: §

- `vac:web:status:2025q4-status-app:upgrade-waku`
  - Unblocked Waku upgrade (status-web#847).
- `admin/misc`
  - 1:1s and lead meetings; commitments proposal (roadmap#345).
- `vac:web:status:2025q4-status-website:maintenance`
  - Renamed desktop/mobile labels and tuned Vercel firewall for Cloudinary usage (status-web#862, status-website#1624).
- `vac:web:ift:2025q4-maintenance:maintenance`
  - CI access for non-Vercel teammates (status-web#872); Waku dependency updates for status-web and community-dapp (status-web#847, community-dapp#118).
- `vac:web:status:2025q4-sn-hub`
  - Responsive fixes (status-web#873).
- `vac:web:status:2025q4-sn-hub:deposit`
  - Predeposit UI WIP (status-web#816).
- `vac:web:status:2025q4-status-wallet-extension:price-proxy`
  - Refactored market and ETH RPC proxy (status-web#860); improved tag widths (status-web#868); added suspense and optimised token detail loading (status-web#869).
- `vac:web:ift:2025q4-logos-website:layout`
  - Fixed mobile email form UI (acid-info/logos#14).
- `vac:web:ift:2025q4-maintenance:maintenance` (Jinho)
  - Updated logos/dark theme assets (contribute.logos.co#13); tightened analytics domains for Status Hub (status-web#867); removed leaderboard link (contribute.logos.co#9).
- `admin/misc` (Jules)
  - Reviews across status-web/contribute/logos; commitments feedback.
- `vac:web:ift:2025q4-logos-contributions-portal:leaderboard`
  - fix(leaderboard-page): return not found.
- `vac:web:status:2025q4-status-website:i18n`
  - Awaiting translations (status-website#1618); similar for status network site (status-network-website#19).

### vac:infra: §

- `LIDO & ETH2`
  - Prepared for Fusaka fork, deployed secondary tooling for validator exits, investigated Nethermind sync issues, and fixed alert durations.
  - Progressed new LIDO fleet layout proposal.
- `HQ`
  - Renewed Vault certificates, added SWAP alerts, increased SWAP on problematic hosts, investigated BI Postgres exporter timeouts, and advanced ElasticSearch cleanup automation.
- `CI`
  - Added `macm4-01` Jenkins host, improved workspace cleanup, and fixed iOS runtime installation via Brew.
- `STATUS`
  - Fixed Keycard issues on Linux AppImage, experimented with Flatpak builds, researched Windows 11 IoT licensing for E2E VMs, and finished Status control node setup (backups pending).
  - Added Logos community bridge and refined Desktop E2E job parameters.
- `NIMBUS`
  - Prepared for Fusaka fork, repaired mounts/network interfaces, debugged memory leaks, deployed Commit-boost, and investigated block delays on heavy validator hosts; decommissioned Aztec testnet nodes.
- `SITES`
  - Deployed ecosystem.logos.co and vesting.finance.free.technology tools; tuned caches for contributors site; created site inventory service.
- `PROXY`
  - Added Nginx metrics via Lua with alerting.
- `MISC`
  - Continued migrating/renaming Waku and Codex repos to `logos-co`.

### vac:bi: §

- `admin/misc`
  - Team out of office; resolved Discord extraction overwriting Logos/Keycard data.

### vac:rfc: §

- `vac:rfc:ift:2025q4-rfc-index-maintenance:maintenance`
  - Responded to open reviews.
- `vac:rfc:waku:2025q4-rfc-iteration:opchan`
  - Continued drafting (30%).
- `vac:rfc:codex:2025q4-rfc-iteration:slot-builder`
  - Added missing information (rfc-index#209).
- `vac:rfc:nomos:2025q4-rfc-iteration:blend-protocol`
  - Drafted Blend protocol (rfc-index#213).
- `vac:rfc:nomos:2025q4-rfc-iteration:key-types-and-generation`
  - Drafted key types/generation (rfc-index#216).
- `vac:rfc:nomos:2025q4-rfc-iteration:proof-of-quota`
  - Drafted proof of quota (rfc-index#217).
- `admin/misc`
  - Q1 2026 commitments (roadmap#342).

### vac:nescience: §

- `vac:nes:state-separation-architecture-poc:voting`
  - Produced specs for simplified voting and token-program voting variants (simple voting, token voting).
- `vac:nes:state-separation-architecture-poc:privacy-tail-calls2`
  - Reviewed privacy tail-call docs (doc 1, doc 2), wrote summary, and drafted alternative approaches.
- `other`
  - Calls on Logos blockchain priorities and engineering needs.
- `vac:nes:state-separation-architecture-poc:seed-recovery`
  - PR 149 ready to merge; updating PR 153.
- `vac:nes:state-separation-architecture-poc:testnet-readiness`
  - Merged PR 166, PR 196, and PR 199.
- `vac:nes:2025q4:state-separation-architecture-poc:pda-public-accounts`
  - Implemented PDAs for public accounts (PR 204) with helper token change (PR 203); discussed voting specs.
- `vac:nes:2025q4:state-separation-architecture-poc:documentation`
  - Documentation work and sprint planning.
- `vac:nes:2025q4:state-separation-architecture-poc:testnet-readiness`
  - Wallet account list command merged (PR 198); wallet refactor and pinata improvements (PR 205); discussed testnet machine setup (PR 195).
- `Other`
  - Address renaming and toolchain/formatter improvements (PR 184, PR 195).
- `vac:acz:nes:2025q4-nescience-consulting:simple-amm`
  - Simple AMM implementation finished (PR 152).
- `vac:acz:nes:2025q4-nescience-consulting:native-token-exploit`
  - Documented native token exploit (analysis, testing branch).
- `nes:2025q4-nescience-consulting:nfts`
  - Reviewed NFTs in Solana and NSSA doc.