# Discovery
Specifying disc-NG and releasing a document that collects the requirements of discovery.

- - Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- Nomos Consulting
- - Waku RLN Relay
- ACZ Roadmap Preview
- - - - - - - proxy-re-encryption
        - - Nescience ZK Consulting
      - - init
  - - - Status RLN Usage
  - - Light RLN Verifiers
  - RLN Doc and Outreach
- RLN Light Clients
- - Multi Epoch Constraints
- RLN relay ERC20
- RLN v2 E2E integration
- RLN v2 Waku Relay Integration
- RLNP2P Waku Pruduction Readiness Details
- Waku RLN Membership Management Details
- Waku RLN-RELAY Enhancements 02
- Waku RLN-RELAY Enhancements Details
- - - Secure Channels - fully decentralized design
  - Secure Channels - MLS design
- Secure Channels - MLS PoC
- Secure Channels - PoC of fully decentralized protocol
- - Stealth Address Kit Maintenance
- Stealth Address Kit Research
- - - Productionize Tor Push in Nimbus
- - - maintenance
  - Zerokit v0.4 Release Details
- Zerokit v0.5 Release
- Zerokit v0.6 Release
- - - - Gossipsub Anonymity Layer
- - - Carnot Paper
- - - Reviews
- - - Gossipsub Improvements Paper
  - Gossipsub Simulation
- Unstructured P2P Improvements Survey
- - - Tor Push Paper
  - Tor Push PoC
- Tor Push Related Work
- - - Codex Deep Research ZK consulting
  - Storage Proofs: Open Problems Review
- - - - Blockchain Security in Crypto-economic Models
    - Carnot 2/3 Vote aggregation
  - Carnot Bribary Article
- Carnot Paper 02
- Detecting Reporting Attacks Carnot
- Inter Chain Protocol
- Multi-Leader and Multi-Overlay Carnot
- Network Privacy Stack - Stakeholder Privacy
- - - validator-privacy
- - mix-net-solution
- priv-validator-network
- tor-push-rln
- - - - Testnet
  - - Mixnet
- - Ongoing testing of specific monthly libp2p releases
- - 10k Node Cluster
- Midscale
- - - Bundle Simulation Data
- - - Deployer Tool
  - Visualiser Tool
- - - CI Integration
- - Rlog: Wakurtosis Retrospective
- Wakurtosis Maintenance
- - Techreport
- Techreport_02
- Wakurtosis Features
- - - - Control Messages
  - - Refactoring
- - - Basic Shadow Simulation
  - Shadow Gossipsub Analysis
- - Shadow Waku Relay Analysis
- - - Carnot 2-3rds Vote Aggregation Python Implementation
- - Simulation Analysis
- - - Rlog: Wakurtosis Retrospective
  - Wakurtosis Rlog
- - Gossipsub Topology Analysis
- - 2023-aug
- - - - Benchmarks
    - Research Existing Proofsystems
- - - State Separation Architecture 01
  - State Separation Architecture 02
- - - VM Ecosystem
  - VM Foundations
- - - - chronos-maintainance
- - - compiler
  - editor
- lsp
- nim-suggest
- nimble
- - - - Libchronos Maintenance
- - - Gossipsub DDoS Mitigation
  - Gossipsub Improvements EIP 4844
- Gossipsub Stagger Send
- Libp2p Maintenance
- WebRTC Transport
- - - - Test Automation Codex Discovery
  - - Test Automation cryptarchia
  - Test Automation Data Availability
- - Test Automation nim-libp2p
- Test Automation nim-tooling
- - Interop Testing
- Interop Testing Part 2
- Maintenance go-waku
- Maintenance js-waku
- Maintenance nwaku
- Status-go CLI Testing
- Status-go CLI Testing 2
- Test Automation go-waku
- Test Automation js-waku
- Test Automation nwaku
- Test Automation RLN
- Test Automation Sharding
- Test Plan RLN
- Test Plan Sharding
- Test Plans
- WebSockets Stress Testing
- - - - specs-init
  - - carnot-specification
  - carnot-threat-model-informational
- carnot-vote-2-3rds-vote-aggregation-specification
- inter-chain-protocol-specification
- multi-leader-and-multi-overlay-carnot-specification
- specs-init
- - Port Status Specs
- - rfc-index
- rfc-process-update
- - core-rfc-updates
- Waku Keystore
- - - - Contracts Formal Verification
    - Review Codex Contracts
- - Access Control Safe Support
- - Community Contracts CollectibleV1 Batch transaction Extension
- Community Contracts Deployer
- Community Contracts ERC20
- Community Contracts ERC721
- Community Contracts Maintenance
- Community Contracts Token Import
- Community Curation dapp Contracts
- Community Vaults - Token Airdrop
- ENS Usernames contracts maintenance
- Governance Contract MVP
- MiniMe Token Enhancements
- MiniMe Token Maintenance
- SNT Optimism Bridge
- Status Staking Contract Maintenance Details
- Status Staking Contract MVP
- Status Staking Contract V1
- Status Swap Aggregator
- - Secureum Upskilling
- Vac RLN Contract Support Details
- - - - Analysis of the Codex Token
    - Codex Bandwidth Incentives
  - Codex Contract Default
- Codex Contract Finalization
- Codex Contract Initiation
- Codex Contract Matching
- Codex Economic Analysis
- Codex Fee Mechanism
- Codex Insurance Mechanism Analysis
- Codex Lender Analysis
- Codex Proof Aggregators
- Codex Recovery Auction
- Codex Slot Repair
- Codex Tax System
- Codex Testnet Incentives
- - Finance Real Option Models
- Financial Growth Models
- - Cryptarchia Wealth Concentration Estimated Stake
- Cryptarchia Wealth Concentration Known Stake
- Nomos Delegation Research
- Nomos Economic Analysis
- Nomos Enshrined Delegation
- Nomos Mixnet Incentives
- Nomos Non Private L2 Consensus
- Nomos Penalizable Actions
- Nomos Rewarded Actions
- Nomos Shared Liquidity
- Nomos Supply Policy
- Nomos TDC Objectives
- Nomos Transaction Fee
- Nomos Validator Rewards
- Nomos Validator Rewards
- Nomos Whitepaper
- - Incentivize Status Communitities
- SNT Governance Proposal
- SNT Litepaper
- SNT Staking
- Status L2 deployment
- Waku Sharding
- - Waku Economic Analysis
- Waku General Incentives
- Waku RLN Attacks Vectors
- Waku RLN Membership
- Waku RLN Risks
- Waku Store Incentives
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- - - Finance Wallet monitoring
  - Improve Finance Reporting
- - Comms Discord Statistics
- IFT Finance Reporting
- IFT Weekly News Website
- Program Overview Dashboard
- Smart Contract Monitoring
- Townhall helper
- Townhall transcript
- VAC Website Contributors
- X Space Analytics
- - Github Monitoring
- Logos Circle Event Dashboard
- Logos Circle Monitoring
- Logos Public RAG
- Logos Winnable Stories extractions
- - RAG Context
- RAG Embedding and Context
- RAG Evaluation mechanism
- RAG MCP Integration
- - Status Social Pipeline
- BI Roadmap Preview
- - - Anoncomms Evaluation
- - Blockchain Evaluation
- - Codex Base Capacity
- Codex Base Capacity
- Codex Comparison
- Codex Comparison
- Codex Evaluation
- - DST Conduit
- DST Conduit
- DST Conduit
- DST Lab
- DST Lab
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Research destination
- DST Tooling
- DST Tooling
- DST Tooling
- DST Tooling
- Libp2p Evaluation
- Scaling think tank
- Scaling think tank
- VacLab
- VacLab
- VacLab
- Visualiser Tool
- - Logos-core Evaluation
- - Messaging Evaluation
- Messaging Scaling
- - Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- Nomos Scaling
- - Status chat protocol benchmarks
- Status evaluation
- Status evaluation
- Status-go chat protocol benchmarks
- Status-go chat protocol benchmarks
- - Storage Evaluation
- - Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- Libp2p Evaluation
- - Theoretical Analysis
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Evaluation
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Scaling
- Waku Tooling
- Waku Tooling
- DST Roadmap Preview
- - 2024-10 Vac monthly
- 2024-11 Vac monthly
- 2024-12 Vac monthly
- 2025-01 Vac monthly
- 2025-02 Vac monthly
- 2025-03 Vac monthly
- 2025-04 Vac monthly
- 2025-05 Vac monthly
- 2025-06 Vac monthly
- 2025-07 Vac monthly
- 2025-08 Vac monthly
- 2025-09 Vac monthly
- 2025-10 Vac monthly
- 2025-11 Vac monthly
- 2025-12 Vac monthly
- - - 2024q4 Nimble
  - 2025q1 Nim IDE tooling
- 2025q1 Nimble
- 2025q2 Nim IDE tooling
- 2025q2 Nimble
- 2025q3 Nim Core Libraries
- 2025q3 Nim IDE tooling
- 2025q3 Nimble
- 2025q4 Nim Core Libraries
- 2025q4 Nim IDE tooling
- 2025q4 Nimble
- 2026q1 Nim Core Libraries
- 2026q1 Nimble
- Nim IDE Tooling 2024Q4
- - Logos Storage Nimble Integration
- Messaging Nimble Integration
- - Nimbus Nimble Integration
- Nimbus Nimble Integration
- - Waku Nimble Integration
- Nim Roadmap Preview
- - - ACZ Consulting
  - ACZ Consulting
- ACZ Consulting
- - AutoNAT v2
- GossipSub Extensions and Partial Messages
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- GossipSub Performance Improvements
- Kademlia DHT
- Kademlia DHT
- Kademlia DHT
- nim-libp2p Auto TLS
- nim-libp2p c-bindings
- nim-libp2p c-bindings
- nim-libp2p Connection Management
- nim-libp2p IPv6 support
- nim-libp2p logos-core
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p maintenance
- Nim-libp2p Mix
- Nim-libp2p Mix
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Universal Connectivity App
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Webtransport
- nim-libp2p Wrapping ngtcp2
- Quic Stabilization and removal of runtime dependencies
- - nim-libp2p Test Coverage
- nim-libp2p Test Coverage
- P2P Roadmap Preview
- - - Anoncomms testing
- - Codex Integration Testing
- - Nim Libp2p Testing
- Projects QA Strategy
- Projects QA Strategy
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Js-Waku Project - Core Protocols
- QA & RFC Synchronization for Waku Project - Core Protocols
- - Keycard Testing
- Keycard Testing
- Keycard Testing
- - Logos Core QA
- - Messaging Testing
- - Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos Data Availability Testing
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- Nomos E2E Testing for Nomos Node
- - Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status Go Functional Testing
- Status QA
- Status QA Desktop
- Status QA Desktop
- Status QA Desktop
- Status QA Documentation
- Status QA Mobile
- Status QA Mobile
- Status QA Mobile
- - Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- Nim Libp2p Testing
- - Chat SDK Testing
- Direct Message Reliability Testing
- Messaging API Testing
- RLN Smart Contract Testing
- RLN Smart Contract Testing
- Status Go Functional Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing
- Waku Interop Testing (extended)
- Waku Testing
- waku-go-bindings Testing
- waku-go-bindings-testing Testing Framework
- Waku-sync Integration Testing
- Waku-sync Testing
- QA Roadmap Preview
- - - RFC Iteration
- - RFC Iteration
- - Marketplace and Client 2024q4
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - Integration with QA
- Integration with QA
- Integration with QA
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- RFC Culture Establishment
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- rfc-index-maintenance
- - RFC Iteration
- - RFC Iteration
- - RFC Iteration
- RFC Iteration
- - Data Availability Raw RFC
- Data Availability Raw RFCs
- Data Availability Raw RFCs
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Iteration
- Status Specs to RFC-Index Migration
- - RFC Iteration
- - 2024q4 RFC Iteration
- Migration of PoC Waku RFCs to the rfc-index
- RFC Iteration
- RFC Iteration
- RFC Iteration
- RFC Iteration
- - RFC Iteration
- RFC Roadmap Preview
- - - MLS Smart Contracts Consulting
- - ghost.fun Protocol Review
- - Codex Vault Integration
- Formal Verification (Part 1)
- Formal Verification (Part 2)
- - EIP Discussions
- Formal Verification Tools Research
- Security Audits
- Security Audits
- Security Audits
- Security Audits
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- Smart Contracts LearnUp Sessions
- - Risc0 Upskilling
- - Base Chain Integration
- Comunities Contracts on Status Network testnet
- Karma RLN
- Maintainin existing Status smart contracts
- Maintainin existing Status smart contracts
- Staking Protocol (v1)
- Staking Protocol Documentation
- Staking Protocol Refinement
- Status Network Native Bridge Yield Bearing Module
- Status Network Native Dex
- Status Smart Contracts Consulting
- Status Smart Contracts Consulting
- XP NFT (v1)
- XP Token (v1)
- - Maintaining existing Status Network L2 smart contracts
- New Karma Requirements for SN L2
- SN L2 Bridge DAI Yield Management
- SN L2 Bridge ETH Yield Management
- Status Network Karma Enhancements
- Status Network L2 Audit Preparation
- Status Network L2 Pre-Audit Protocol Enhancements
- SC Roadmap Preview
- - - Demos
  - Logos Contributions Portal
- Logos Core
- Logos Marketing Campaign Narratives & Brand Testing
- Logos Website
- Logos Website
- Newsletter
- Parallel Society Festival Website
- Qaku App
- Web Maintenance & Support
- Web Maintenance & Support
- - Keycard Website
- Keycard Website
- - Contribute Portal
- Logos Forum
- Logos Website
- - Community Curation
- SN Hub
- SN Hub
- SN Hub
- SN Website
- SN Website
- Status App
- Status App
- Status Wallet Extension
- Status Wallet Extension
- Status Website
- Status Website
- Status Website
- Web Roadmap Preview
- - 2023-07-10 Vac Weekly
- 2023-07-17 Vac weekly
- 2023-07-31 Vac weekly
- 2023-08-03 Vac weekly
- 2023-08-07 Vac weekly
- 2023-08-17 Vac weekly
- 2023-08-21 Vac weekly
- 2023-08-28 Vac weekly
- 2023-09-04 Vac weekly
- 2023-09-11 Vac weekly
- 2023-09-18 Vac weekly
- 2023-09-25 Vac weekly
- 2023-10-02 Vac weekly
- 2023-10-09 Vac weekly
- 2023-10-16 Vac weekly
- 2023-10-23 Vac weekly
- 2023-10-30 Vac weekly
- 2023-11-06 Vac weekly
- 2023-11-13 Vac weekly
- 2023-11-20 Vac weekly
- 2023-11-27 Vac weekly
- 2023-12-04 Vac weekly
- 2023-12-11 Vac weekly
- 2023-12-18 Vac weekly
- 2023-12-25 Vac weekly
- 2024-01-01 Vac weekly
- 2024-01-08 Vac weekly
- 2024-01-15 Vac weekly
- 2024-01-22 Vac weekly
- 2024-01-29 Vac weekly
- 2024-02-05 Vac weekly
- 2024-02-12 Vac weekly
- 2024-02-19 Vac weekly
- 2024-02-26 Vac weekly
- 2024-03-04 Vac weekly
- 2024-03-11 Vac weekly
- 2024-03-18 Vac weekly
- 2024-03-25 Vac weekly
- 2024-04-02 Vac weekly
- 2024-04-08 Vac weekly
- 2024-04-15 Vac weekly
- 2024-04-22 Vac weekly
- 2024-04-29 Vac weekly
- 2024-05-06 Vac weekly
- 2024-05-13 Vac weekly
- 2024-05-21 Vac weekly
- 2024-05-27 Vac weekly
- 2024-06-03 Vac weekly
- 2024-06-10 Vac weekly
- 2024-06-17 Vac weekly
- 2024-06-24 Vac weekly
- 2024-07-01 Vac weekly
- 2024-07-08 Vac weekly
- 2024-07-15 Vac weekly
- 2024-07-22 Vac weekly
- 2024-07-29 Vac weekly
- 2024-08-05 Vac weekly
- 2024-08-12 Vac weekly
- 2024-08-19 Vac weekly
- 2024-08-26 Vac weekly
- 2024-09-02 Vac weekly
- 2024-09-09 Vac weekly
- 2024-09-16 Vac weekly
- 2024-09-23 Vac weekly
- 2024-09-30 Vac weekly
- 2024-10-07 Vac weekly
- 2024-10-14 Vac weekly
- 2024-10-21 Vac weekly
- 2024-10-28 Vac weekly
- 2024-11-04 Vac weekly
- 2024-11-11 Vac weekly
- 2024-11-18 Vac weekly
- 2024-11-25 Vac weekly
- 2024-12-02 Vac weekly
- 2024-12-09 Vac weekly
- 2024-12-16 Vac weekly
- 2024-12-23 Vac weekly
- 2024-12-30 Vac weekly
- 2025-01-06 Vac weekly
- 2025-01-13 Vac weekly
- 2025-01-20 Vac weekly
- 2025-01-27 Vac weekly
- 2025-02-03 Vac weekly
- 2025-02-10 Vac weekly
- 2025-02-17 Vac weekly
- 2025-02-24 Vac weekly
- 2025-03-03 Vac weekly
- 2025-03-10 Vac weekly
- 2025-03-17 Vac weekly
- 2025-03-24 Vac weekly
- 2025-03-31 Vac weekly
- 2025-04-07 Vac weekly
- 2025-04-14 Vac weekly
- 2025-04-21 Vac weekly
- 2025-04-28 Vac weekly
- 2025-05-05 Vac weekly
- 2025-05-12 Vac weekly
- 2025-05-19 Vac weekly
- 2025-05-26 Vac weekly
- 2025-06-02 Vac weekly
- 2025-06-09 Vac weekly
- 2025-06-16 Vac weekly
- 2025-06-23 Vac weekly
- 2025-06-30 Vac weekly
- 2025-07-07 Vac weekly
- 2025-07-14 Vac weekly
- 2025-07-21 Vac weekly
- 2025-07-28 Vac weekly
- 2025-08-04 Vac weekly
- 2025-08-11 Vac weekly
- 2025-08-18 Vac weekly
- 2025-08-25 Vac weekly
- 2025-09-01 Vac weekly
- 2025-09-08 Vac weekly
- 2025-09-15 Vac weekly
- 2025-09-22 Vac weekly
- 2025-09-29 Vac weekly
- 2025-10-06 Vac weekly
- 2025-10-13 Vac weekly
- 2025-10-20 Vac weekly
- 2025-10-27 Vac weekly
- 2025-11-03 Vac weekly
- 2025-11-10 Vac weekly
- 2025-11-17 Vac weekly
- 2025-11-24 Vac weekly
- 2025-12-01 Vac weekly
- 2025-12-08 Vac weekly
- 2025-12-15 Vac weekly
- 2025-12-22 Vac weekly
- 2025-12-29 Vac weekly
- 2026-01-05 Vac weekly
- Website Terms of Use
- What's in a Milestone

# Discovery

Jan 06, 2026, 4 min read

- #2025q4
- #acz
- #ift

`vac:acz:ift:2025q4-discovery`

Specifying a KAD-DHT–based, disc-NG–like Logos discovery capability and releasing a document that collects the requirements of discovery

## Description §

This commitment entails specifying a KAD-DHT–based, disc-NG–like Logos discovery capability specification with a focus on implementability (see the paper); we will also collect requirements and assess their suitability for IFT projects.

## Task List §

### Draft RFC §

- fully qualified name: `vac:acz:ift:2025q4-discovery:draft-RFC`
- owner: Arunima
- status: in progress (80%)
- start-date: 2025/10/01
- end-date: 2025/10/30

#### Description §

This task involves specifying disc-NG-like LOGOS discovery capabilities on top of KAD-DHT (see the paper) in an implementable way, extracting key components such as the registrar and advisor and drafting them into an RFC; once the draft RFC is assembled, the task also includes preparing the final RFC as a pull request by incorporating review feedback.

#### Deliverables §

- Draft RFC for Logos discovery capability
- Logos discovery capability POC

### Registrar Module §

- fully qualified name: `vac:acz:ift:2025q4-discovery:registrar-module`
- owner: Arunima
- status: in progress (40%)
- start-date: 2025/10/20
- end-date: 2025/10/27

#### Description §

In this task, the modular registrar module will be implemented in Golang to handle node registration, admission policies, and identity management. The module will manage how new participants join the network, enforce admission control rules derived from the RFC, and maintain metadata about registered nodes. The implementation will include validation logic, registration lifecycle handling, and interactions with the core routing layer. The goal is to ensure controlled participation and maintain the stability and trust of the system.
The task is complete when nodes can register, be validated, and interact with the network under enforced admission control rules.

#### Deliverables §

- POC PR: registrar module thread-safety and verification

### Advertiser Module §

- fully qualified name: `vac:acz:ift:2025q4-discovery:advertiser-module`
- owner: Arunima
- status: in progress (20%)
- start-date: 2025/10/27
- end-date: 2025/11/03

#### Description §

This task involves developing the advertiser component, which is responsible for broadcasting and maintaining service or capability advertisements across the network. The module will manage how nodes announce their presence and update their advertised information over time. It will interact closely with both the registrar and routing infrastructure to ensure that advertisements are discoverable and correctly propagated. Emphasis will be placed on efficient dissemination, freshness of information, and resilience to network churn.
The task is complete when advertisements can be created, updated, and distributed correctly through the routing layer.

#### Deliverables §

- A PR to the vacp2p/disc-NG repo.

### Discoverer Module §

- fully qualified name: `vac:acz:ift:2025q4-discovery:discoverer-module`
- owner: Arunima
- status: not started
- start-date: 2025/11/03
- end-date: 2025/11/10

#### Description §

Here, the discoverer module will be implemented to enable nodes to search for and locate advertised services or peers in the network. It will interpret discovery queries, match them against active advertisements, and handle query routing through the established infrastructure. The module should also implement caching and fallback mechanisms to optimize performance. The focus will be on correctness, minimal latency in lookups, and adherence to the discovery semantics outlined in the RFC.
The task is complete when discovery queries consistently return accurate and timely results for active advertisements.

#### Deliverables §

- A PR to the vacp2p/disc-NG repo.

### Integration and Validation §

- fully qualified name: `vac:acz:ift:2025q4-discovery:integration-validation`
- owner: Arunima
- status: in progress (30%)
- start-date: 2025/11/10
- end-date: 2025/11/24

#### Description §

This final phase integrates all core modules into a cohesive system and validates their behavior through simulations. The components (registrar, advertiser, discoverer, and routing layer) will be connected and tested together under various scenarios. Simulations will cover registration, advertisement propagation, discovery requests, and network dynamics. Validation will focus on functional correctness, protocol compliance, and performance metrics.
The task is complete when all modules operate together seamlessly and the integrated system passes functional and performance validation tests.

#### Deliverables §

- Integration tests and configuration for discovery POC

### Logos Discovery Capability Spec §

- fully qualified name: `vac:acz:ift:2025q4-discovery:logos-disc-specs`
- owner: Arunima
- status: not started
- start-date: 2025/10/30
- end-date: 2025/11/30

#### Description §

This task involves addressing the feedback from the draft RFC task, organizing it into a draft PR, and then going through another review phase. It also includes discussing and addressing any newly identified or initiative-requiring topics. The task concludes with the merge of the PR.

#### Deliverables §

- A PR to the vacp2p/rfc-index repo.